Download presentation

Presentation is loading. Please wait.

Published byPeyton Gladd Modified over 3 years ago

1
Project Management Chapter 14

2
Introduction to Project Management Projects can be simple (planning a company picnic) or complex (planning a space shuttle launch). Successfully completing a project requires: –Knowledge of the tasks involved –Accurate estimates of time and resources required –Knowledge of physical and logical relations between the various tasks Project management techniques –Critical Path Method (CPM) –Program Evaluation and Review Technique (PERT) Spreadsheets can be used to manage projects, but dedicated project management software is often more effective.

3
An Example: Lightner Construction Tom Lightner owns Lightner Construction, a general contracting company specializing in the construction of single-family residences and small office buildings. Tom frequently has numerous construction projects going on at the same time and needs a formal procedure for planning, monitoring, and controlling each project. He is aware of various project scheduling techniques but has never used them. He wants to see how he might apply such techniques to one of the home-building projects he will be undertaking in the near future. The following slide summarizes each of the major activities required for this project.

4
Summary of Activities TimeImmediate RequiredPredecessor ActivityDescription (in days)Activities AExcavate3-- BLay foundation4A CRough plumbing3B DFrame10B EFinish exterior8D FInstall HVAC4D GRough electric6D HSheet rock8C, E, F, G IInstall cabinets5H JPaint5H KFinal plumbing4I LFinal electric2J MInstall flooring4K, L

5
An Activity-On-Node (AON) Network Install Cabinets A B C D E F G H I J K L M Excavate Lay Foundation Rough Plumbing Frame Finish Exterior HVAC Rough Electric Sheet Rock Paint Final Plumbing Final Electric Install Flooring

6
A Comment of Project Networks Projects can also be depicted using Activity-On- Arc (AOA) networks. This book uses AON networks (which the author views as superior to AOA). Some software packages use AOA networks, so you should at least be aware that they exist.

7
An Activity-on-Arc (AOA) Network 1 2 3 4 5 6 7 8 9 10 11 12 13 Excavate Lay Foundation Rough Plumbing Frame Finish Exterior HVAC Rough Electric Sheet Rock Paint Install Cabinets Final Plumbing Final Electric Install Flooring A B C D G F E H I J K L M

8
Start and Finish Points AON networks should have unique start and finish points. A B C D E A B C D E start finish

9
CPM: An Overview A Forward Pass through the network determines the earliest times each activity can start and finish. A Backward Pass through the network determines the latest times each activity can start and finish without delaying completion of the project. The longest path through the network is the critical path.

10
Information Recorded for Each Node i titi EST i EFT i LST i LFT i t i = time required to perform activity i EST i = earliest possible start time for activity i EFT i = earliest possible finish time for activity i LST i = latest possible start time for activity i LFT i = latest possible finish time for activity i

11
The Forward Pass The earliest start time (EST) for the initial activity in a project is time zero. The EST of an activity is equal to the latest (or maximum) early finish time of the activities directly preceding it. The EFT of an activity is equal to its EST plus the time required to perform the activity.

12
Results of the Forward Pass H 2533 8 E 1725 8 J 3338 5 I 3338 5 K 42 4 L 3840 2 M 4246 4 A 0 3 3 F 1721 4 G 1723 6 D 717 10 C 7 3 B 3 7 4 Note: EST H =MAX(EFT C,EFT E,EFT F,EFT G )=25

13
The Backward Pass The latest finish time (LFT) for the final activity in a project is equal to its EFT as determined by the forward pass. The LFT for any other activity is equal to the earliest (or minimum) LST of the activities directly following (or succeeding) it. The LST of an activity is equal to its LFT minus the time required to perform the activity.

14
Results of the Backward Pass Note: LFT H =MIN(LST I,LST J )=33 LFT D =MIN(LST E,LST F,LST G )=17 LFT B =MIN(LST C,LST D )=7 H 2533 8 E 1725 8 J 3338 5 I 3338 5 K 42 4 L 3840 2 M 4246 4 A 0 3 3 F 1721 4 G 1723 6 D 717 10 C 7 3 B 3 7 4 0 3 37 2225 17 7 25 2125 19 2533 38 3540 42 40 4246 38

15
The Critical Path Note: Slack = LST i -EST i or LFT i -EFT i H 2533 8 E 1725 8 J 3338 5 I 3338 5 K 42 4 L 3840 2 M 4246 4 A 0 3 3 F 1721 4 G 1723 6 D 717 10 C 7 3 B 3 7 4 0 3 37 2225 17 7 25 2125 19 2533 38 3540 42 40 4246 38 Slack=0 Slack=15 Slack=0 Slack=4 Slack=2 Slack=0 Slack=2 Slack=0

16
Project Management Using Spreadsheets The early and late start and finish times for project activities can be done in a spreadsheet using array formulas and circular references. See file Fig14-11.xlsFig14-11.xls

17
Array Formulas An array formula can perform multiple calculations using a range of cells and then return either a single result or multiple results. You create array formulas in the same way that you create other formulas, except that you press [Ctrl]+[Shift]+[Enter] to enter the formula.

18
Array Formula Examples Lets compare several standard Excel functions with their equivalent array formulas… Excel Function =SUMPRODUCT(E5:E17,F5:F17) Array Formula =SUM(E5:E17*F5:F17) Excel Function =SUMXMY2(E5:E17,F5:F17) Array Formula =SUM((E5:E17-F5:F17)^2)

19
A Gantt Chart for the Example Problem

20
PERT: An Overview CPM assumes all activity times are known with certainty or can be estimated accurately. PERT accounts for uncertainty in activity times by using three time estimates: a i = duration of activity i assuming the most favorable conditions b i = duration of activity i assuming the least favorable conditions m i = estimate of the most likely duration of activity i PERT then estimates expected duration t i and variance v i of each activitys duration as:

21
PERT Overview Continued The expected (or mean) time required to complete any path in the network is the sum of the expected times (the t i ) of the activities on the path. Assuming the individual activity times in a project are independent of one another, we may also calculate the variance of the completion time for any path as the sum of the variances (the v i ) of the activities on the path. PERT considers the path with the largest expected completion time to be the critical path. PERTs reasoning may be flawed...

Similar presentations

OK

Switch off your Mobiles Phones or Change Profile to Silent Mode.

Switch off your Mobiles Phones or Change Profile to Silent Mode.

© 2018 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on sst quiz Ppt on limitation act trinidad Ppt on area of parallelogram with vectors Ppt on step up transformer Slides for ppt on wireless communication Ppt on current account convertibility Ppt on prepositions for grade 5 Ppt on electric power grid Ppt on organic chemistry-some basic principles and techniques Ppt on game theory mario