Download presentation

Presentation is loading. Please wait.

Published byTroy Whiteaker Modified over 3 years ago

1
464 Lecture 09 CPM Revision

2
Scheduling Techniques r The scheduling techniques are î To plan, schedule, budget and control the many activities associated the projects; î Focusing on customers desired completion date; î Converting project plans into an operating timetable and î Providing direction for managing the day-to-day activities of projects r Critical Path Method (CPM) î Deterministic r Project Evaluation Review Technique (PERT) î Probabilistic

3
Critical Path r Critical Path Method (CPM) is a very widely used technique. Applications include: î Building/construction; î Production planning; î Maintenance planning; î Computer system development; î Launching a new product; î Auditing; î Mobilisation/military planning; î Planning generally. r Critical path methods are a vital tool in all project based activities

4
Representing a Project as a Network r A project involves several activities (or tasks) e.g. to build a house design, get planning permission, find a builder, lay foundations, order materials, build, select paint, select carpet and finish. r We can represent the relationship between the tasks as a network r In the network, nodes represent events (usually the start or completion of a task) and arcs represent activities (usually the tasks to be done) r The arrows on the arcs indicate that an event must be completed before the next i.e. Design Planning Permission

5
Representing a Project as a Network We can add times to the arcs, showing how long each activity takes: Design Planning Permission 6 weeks13 weeks More than one event can occur at the same time (concurrent activities) Design Planning Permission 6 13 Find Builder 4 123 1 2 3 4

6
Representing a Project as a Network In the network, 2 or more activities are not allowed to have the same starting and ending node To model this, we add an extra Dummy Activity of duration 0 when one of the 2 activities are finished: Design Planning Permission 6 13 Find Builder 4 1 2 3 4 Dummy 0 Foundations 2 Order Materials 4 5 6

7
Critical Path Characteristics r There is one and only one starting and one completion (terminal) node r Critical Path networks are directional. Hence we talk about arcs rather than links r There is only one arc between each pair of nodes r There are no circuits r There are no loops r There must be at least one path from start node to completion node r There may be multiple paths from start to completion r There may be more than one critical path r There may be activities with zero duration

8
Critical Path Objectives r There may be more than one Critical Path Objective. r Objectives may include: î Minimise total project time; î Minimise total project cost; î Minimise cost for a given time; î Minimise time for a given cost; î Minimise idle resources; î Straightforward project management; î Budget control. r CPM methods are used as both î planning tools and î control tools

9
Critical Path Methods There are three stages. r First we go through the network from the start working out the earliest possible completion time of each task. r This is known as the forward pass. This will give you a total time for the project. r Then, starting at the final node, we work backwards calculating the latest completion time necessary to complete the preceding task for each activity. r This is known as the backward pass. r Where the forward earliest completion time equals the backward latest completion at a node, that node lies on the critical path.

10
The Critical Path r There are several paths from start to finish of the project r The longest path is called the critical path r It represents the shortest time that the project can be completed r We can find the critical path by asking the following questions: î What is the earliest time that activities can be completed (or, in other words, each node is reached)? î What is the latest time that we could start the activities from a node and still complete the project in the shortest time?

11
A Critical Path Problem 165432 3 r What is the critical path through this network? r How would we set about computing it? 0 2 3 7 2 2 5 6 3 Finish Start 0 2

12
Forward Pass 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF)

13
Forward Pass 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 3

14
Forward Pass 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 3 5?

15
Forward Pass (Cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 2 3

16
Forward Pass (Cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 2 3 6 =max(3+3, 4)

17
Forward Pass (Cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 2 3 6 6 =max(3+2, 6+0)

18
Forward Pass (Cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 2 3 6 6 13 =max(6+7, 6+3)

19
Forward Pass (Cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 Calculating the Earliest Finishing/completion time (EF) 2 3 6 6 13 19 =max(13+6, 11)

20
Forward Pass (Cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 2 2 3 6 6 13 19 EF LF

21
Backward Pass 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 Calculating the latest finishing/completion time (LF)

22
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 14? Calculating the latest finishing/completion time (LF)

23
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 Calculating the latest finishing/completion time (LF) 13

24
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 13 6 Calculating the latest finishing/completion time (LF) =min(13-7, 19-5)

25
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 13 6 Calculating the latest finishing/completion time (LF) 6 =min(6-0, 13-3, 19-2)

26
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 13 6 Calculating the latest finishing/completion time (LF) 6 =min(6-2, 6-3) 3

27
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 13 6 Calculating the latest finishing/completion time (LF) 6 3 4

28
Backward Pass (cont.) 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 13 6 Calculating the latest finishing/completion time (LF) 6 3 4 0 =min(3-3, 4-2)

29
Critical Path 165432 3 0 2 3 7 2 2 5 6 3 Finish Start 0 0 3 2 6 2 6 13 19 13 6 6 3 4 0 Critical Path

30
Building the Network from a list of the activities r Well look at this by example – see handout r The basic ideas are: î Start with the first activity î Subsequent activities start from the completion node of one of its predecessors î If an activity has more than one predecessor, you put indummy arcs from the other predecessors to the starting node of the activity

Similar presentations

Presentation is loading. Please wait....

OK

Associate Professor MIS Department UNLV

Associate Professor MIS Department UNLV

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on 10 famous personalities of india Jit ppt on manufacturing definition Ppt on the book the secret Ppt on supreme court of india Ppt on brand marketing strategy Ppt on aircraft landing gear system Ppt on social contract theory thomas Ppt on 2nd world war history Ppt on self help group in hindi Ppt on forest and wildlife resources in india