Download presentation

1
**Project Scheduling: PERT-CPM**

2
PERT (Program evaluation and review technique) and CPM (Critical Path Method) makes a managerial technique to help planning and displaying the coordination of all the activities.

3
**Activity Description Immediate Predecessors Estimated Time Activity**

B C D E F G H I J K L M N Excavate Lay the foundation Put up the rough wall Put up the roof Install the exterior plumbing Install the interior plumbing Put up the exterior siding Do the exterior painting Do the electrical work Put up the wallboard Install the flooring Do the interior painting Install the exterior fixtures Install the interior fixtures - A B C E D E,G F,I J H K,L 2 weeks 4 weeks 10 weeks 6 weeks 5 weeks 7 weeks 9 weeks 8 weeks

4
**Immediate predecessors:**

For any given activity, its immediate predecessors are the activities that must be completed by no later than the starting time of the given activity.

5
**AOA (Activity-on-Arc):**

Each activity is represented by an arc. The arcs are used to show the precedence relationships between the activities.

6
START (Estimated) Time 2 A arc node B 4 C 10 D I 7 6 4 E 5 7 F G J 8 H K L 9 4 5 M 2 N 6 FINISH

7
**Path and Length START A B C D G H M FINISH**

= 40 weeks START A B C E F J K N FINISH = 43 weeks START A B C E F J L N FINISH = 44 weeks Critical Path

8
Critical Path: A project time equals the length of the longest path through a project network. The longest path is called “critical path”. Activities on a critical path are the critical bottleneck activities where any delay in their completion must be avoided to prevent delaying project completion.

9
ES : Earliest Start time for a particular activity EF : Earliest Finish time for a particular activity

10
START 2 ES=0 EF=2 A B 4 ES=2 EF=6 C 10 ES=6 EF=16 D I 7 6 ES=16 EF=23 ES=16 EF=22 4 ES=16 EF=20 E 7 5 ES=22 EF=29 ES=20 EF=25 G F J 8 H 9 K 4 L 5 M 2 N 6 FINISH

11
**Earliest Start Time Rule:**

If an activity has only a single immediate predecessor, then ES = EF for the immediate predecessor. Earliest Start Time Rule: The earliest start time of an activity is equal to the largest of the earliest finish times of its immediate predecessors. ES = largest EF of the immediate predecessors.

12
START ES=0 EF=2 2 A B 4 ES=2 EF=6 C 10 ES=6 EF=1 D I 7 6 ES=16 EF=23 ES=16 EF=22 4 ES=16 EF=20 E 7 5 ES=22 EF=29 ES=20 EF=25 G F J 8 ES=25 EF=33 H 9 ES=29 EF=38 K 4 ES=33 EF=37 L 5 ES=33 EF=38 M 2 ES=38 EF=40 N 6 ES=38 EF=44 FINISH ES=44 EF=44

13
**Latest Finish Time Rule:**

LS: Latest Start time for a particular activity LF: Latest Finish time for a particular activity Latest Finish Time Rule: The latest finish time of an activity is equal to the smallest of the latest finish times of its immediate successors. LF = the smallest LS of immediate successors.

14
START LS=0 LF=0 2 LS=0 LF=2 A B 4 LS=2 LF=6 C 10 LS=6 LF=16 D I 7 6 4 LS=18 LF=25 LS=20 LF=26 LS=16 LF=20 E 7 5 LS=26 LF=33 LS=20 LF=25 G F J 8 LS=25 LF=33 H 9 LS=33 LF=42 K 4 LS=34 LF=38 L 5 LS=33 LF=38 M 2 LS=42 LF=44 N 6 LS=38 LF=44 FINISH LS=44 LF=44

15
Earliest Start Time Latest Start Time S=( 2, 2 ) F=( 6, 6 ) Earliest Finish Time Latest Finish Time

16
START S=(0,0) F=(0,0) 2 S=(0,0) F=(2,2) A Critical Path B 4 S=(2,2) F=(6,6) C 10 S=(6,6) F=(16,16) D I 7 S=(16,18) F=(23,25) 4 S=(16,16) F=(20,20) 6 S=(16,20) F=(22,26) E 7 5 S=(22,26) F=(29,33) S=(20,20) F=(25,25) G F 8 S=(25,25) F=(33,33) J H 9 S=(29,33) F=(38,42) K 4 S=(33,34) F=(37,38) L 5 S=(33,33) F=(38,38) M 2 S=(38,42) F=(40,44) N 6 S=(38,38) F=(44,44) FINISH S=(44,44) F=(44,44)

17
Slack: A difference between the latest finish time and the earliest finish time. Slack = LF - EF Each activity with zero slack is on a critical path. Any delay along this path delays a whole project completion.

18
**Three-Estimates Most likely Estimate (m)**

= an estimate of the most likely value of time. Optimistic Estimate (o) = an estimate of time under the most favorable conditions. Pessimistic Estimate (p) = an estimate of time under the most unfavorable conditions.

19
Beta distribution o p m Mean : Variance:

20
Mean critical path: A path through the project network becomes the critical path if each activity time equals its mean. Activity OE M PE Mean Variance 1 2 3 2 A B C 2 8 4 1 6 9 18 10 4 OE: Optimistic Estimate M : Most Likely Estimate PE: Pessimistic Estimate

21
**Activities on Mean Critical Path**

Variance A B C E F J L N 2 4 10 5 8 6 1 4 Project Time

22
**Approximating Probability of Meeting Deadline**

Assumption: A probability distribution of project time is a normal distribution. T = a project time has a normal distribution with mean and , d = a deadline for the project = 47 weeks.

23
**Using a table for a standard normal distribution,**

the probability of meeting the deadline is P ( T d ) = P ( standard normal ) = 1 - P( standard normal ) = 0.84.

24
**Time - Cost Trade - Offs Activity cost Crash Crash cost Normal**

Crashing an activity refers to taking special costly measures to reduce the time of an activity below its normal value. Activity cost Crash Crash cost Normal Normal cost Crash time Normal time Activity time

25
**Activity J: Normal point: time = 8 weeks, cost = $430,000.**

Crash point: time = 6 weeks, cost = $490,000. Maximum reduction in time = = 2 weeks. Crash cost per week saved = = $30,000.

26
Maximum Reduction in Time (week) Time (week) Cost ($1,000) Crash Cost per Week Saved Activity N C N C A B J 2 4 8 1 2 6 $180 $320 $430 $280 $420 $490 1 2 $100 $ 50 $ 30 N: Normal C: Crash

27
**Using LP to Make Crashing Decisions**

Let Z be the total cost of crashing activities. A problem is to minimize Z, subject to the constraint that its project duration must be less than or equal to the time desired by a project manager.

28
**= the reduction in the time of activity j**

by crashing it = the project time for the FINISH node

29
**= the start time of activity j**

Duration of activity j = its normal time Immediate predecessor of activity F: Activity E, which has duration = Relationship between these activities:

30
**Immediate predecessor of activity J:**

Activity F, which has time = Activity I, which has time = Relationship between these activities:

31
**The Complete linear programming model**

Minimize

32
One Immediate Predecessor Two Immediate Predecessors Finish Time = 40 Total Cost = $4,690,000

Similar presentations

Presentation is loading. Please wait....

OK

PERT/CPM Models for Project Management

PERT/CPM Models for Project Management

© 2018 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on limitation act india Convert pdf to ppt online free Ppt on digital image processing fundamentals Ppt on collections in c# Download ppt on federalism in india Knowledge based view ppt on ipad Ppt on non biodegradable wastes Ppt on job rotation job Ppt on reverse brain drain Ppt on new zealand culture past