Download presentation

Presentation is loading. Please wait.

Published byIan Launder Modified over 2 years ago

1
Avimanyu Datta

2
Activity Duration and Preceding Activities ActivityDuration (Days) Preceding Activity A1- B2- C3- D4A E5B F4B G6C H6D,E I2G J3F,H,I

3
Some Key Definitions ET: Estimated Duration TE: Earliest Expected Completion Time TE = Max [ TE (Previous Process) ] + ET (Current Processes) TL: Latest Expected Completion Time: Time in which an activity can be completed without delaying the project TL =Min[ TL (Later Process ) – ET (Later Process) ] SLACK = TL-TE. Zero Slack = Zero Flexibility.

4
Network Diagram with ET A ET=1 B ET=2 C ET=3 G ET=6 F ET=4 E ET=5 D ET=4 H ET=6 J ET=3 I ET=2

5
Network Diagram with ET and TE TE= 1 A ET=1 TE = 2 B ET=2 TE = 3 C ET=3 TE = 9 G ET=6 TE= 6 F ET=4 TE = 7 E ET=5 TE= 5 D ET=4 TE = 13 H ET=6 TE= 16 J ET=3 TE = 11 I ET=2 We take the TE from Process E rather than Process D. Because TE(E)> TE (D) We take the TE from Process H rather than Process I or F. Because TE (H) >TE(I)> TE (F) START From HERE

6
Network Diagram with ET and TE TE= 1 A ET=1 TL = 3 TE = 2 B ET=2 TL = 2* TE = 3 C ET=3 TL = 5TE = 9 G ET=6 TL=11 TE= 6 F ET=4 TL = 13 TE = 7 E ET=5 TL = 7 TE= 5 D ET=4 TL= 7TE = 13 H ET=6 TL = 13 TE= 16 J ET=3 TL = 16 TE = 11 I ET=2 TL = 13 * We take TL from Process E rather that Process F because TL-ET for E is lover that that of F START From HERE

7
Critical Process and Critical Path TE= 1 A ET=1 TL = 3 TE = 2 B ET=2 TL = 2 TE = 3 C ET=3 TL = 5TE = 9 G ET=6 TL=11 TE= 6 F ET=4 TL = 13 TE = 7 E ET=5 TL = 7 TE= 5 D ET=4 TL= 7 TE = 13 H ET=6 TL = 13 TE= 16 J ET=3 TL = 16 TE = 11 I ET=2 TL = 13 CRITICAL PATH I S B E H J Path comprising of Process where Slack ( TL-TE) = 0

8
Critical Path: Questions to Ponder upon What is the importance of Critical Path? How will you distribute your resources when you know the critical path? What happens if process within a critical path is delayed?

Similar presentations

OK

Network Analysis. COPYRIGHT TOM SULZER © 2015 A (4) B (3) G (8) C (5) H (12) D (3) F (4) E (6) Network Analysis Determine the activity slacks What.

Network Analysis. COPYRIGHT TOM SULZER © 2015 A (4) B (3) G (8) C (5) H (12) D (3) F (4) E (6) Network Analysis Determine the activity slacks What.

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on eid festival in pakistan Ppt on online shopping in java Ppt on social media in hindi Moving message display ppt on ipad Ppt on pi in maths pie Ppt on barack obama leadership failure Ppt on 555 timer monostable Ppt on economic development in india 2012 Download ppt on turbo-generator integrated gas energy recovery system Ppt on p block elements chemistry class 11