Download presentation

Presentation is loading. Please wait.

Published byRiley Phillips Modified over 3 years ago

1
28 October 2010 Challenge the future Delft University of Technology Cost-driven Scheduling of Grid Workflows Using Partial Critical Paths Dick Epema Delft University of Technology Delft, the Netherlands Saeid Abrishami and Mahmoud Naghibzadeh Ferdowsi University of Mashhad Mashhad, Iran Grid 2010, Brussels, Belgium

2
2 Partial Critical Paths Introduction Utility Grids versus Community Grids main difference: QoS and SLAs Workflows: a common application type in distributed systems The Workflow Scheduling Problem community grids: many heuristics try to minimize the makespan of the workflow utility grids: other QoS attributes than execution time, e.g., economical cost, play a role, so it is a multi-objective problem We propose a new QoS-based workflow scheduling algorithm called Partial Critical Paths (PCP)

3
3 Partial Critical Paths The PCP Algorithm: main idea The PCP Algorithm tries to create a schedule that 1.minimizes the total execution cost of a workflow 2.while satisfying a user-defined deadline The PCP Algorithm 1.first schedules the (overall) critical path of the workflow such that a.its execution cost is minimized b.it completes before the users deadline 2.finds the partial critical path to each scheduled task on the critical path and executes the same procedure in a recursive manner overall critical path partial critical path

4
4 Partial Critical Paths Scheduling System Model (1) Workflow Model an application is modeled by a directed acyclic graph G(T,E) T is a set of n tasks {t 1, t 2, …, t n } E is a set of arcs between two tasks each arc e i,j = (t i, t j ) represents a precedence constraint dummy tasks: t entry and t exit t entry t2t2 t exit t1t1 t3t3 t4t4 t5t5 t6t6 e 1,4

5
5 Partial Critical Paths Scheduling System Model (2) Utility Grid Model Grid Service Providers (GSPs) Each task can be processed by a number of services on different GSPs ET(t i,s) and EC(t i,s) estimated execution time and execution cost for processing task t i on service s TT(e i,j,r s) and TC(e i,j,r,s) estimated transfer time and transfer cost of sending the required data along e i,j from service s (processing task t i ) to service r (processing task t j ) Grid Market Directory (GMD)

6
6 Partial Critical Paths Basic Definitions Minumum Exection Time: Minimum Transfer Time: Earliest Start Time: SS(t i ): the selected service for processing the scheduled task t i AST(t i ): the actual start time of t i on its selected service used for finding the partial critical paths

7
7 Partial Critical Paths The PCP Scheduling Algorithm PROCEDURE ScheduleWorkflow(G(T,V), deadline) 1.Request available services for each task in T from GMD 2.Query available time slots for each service from related GSPs 3.Add t entry and t exit and their corresponding edges to G 4.Compute MET(t i ) for each task in G 5.Compute MTT(e i,j ) for each edge in G 6.Compute EST(t i ) for each task in G 4.Mark t entry and t exit as scheduled 5.Set AST(t entry )=0 and AST(t exit ) = deadline 6.Call ScheduleParents(t exit ) 7.If this procedure was successful make advance reservations for all tasks in G according to the schedule, otherwise return failure

8
8 Partial Critical Paths ScheduleParents (1) The Critical Parent of a node t is the unscheduled parent p of t for which EST(p)+MET(p)+MTT(e p,t ) is maximal The Partial Critical Path of node t is: empty if t does not have unscheduled parents consists of the Critical Parent p of t and the Partial Critical Path of p if t has unscheduled parents Critical parent and partial critical path change over time p t 126 69 281

9
9 Partial Critical Paths ScheduleParents (2) PROCEDURE ScheduleParents(t) 1.If t has no unscheduled parents then return success 2.Let CriticalPath be the partial critical path of t 3.Call SchedulePath(CriticalPath) 4.If this procedure is unsuccessful, return failure and a suggested start time for the failed node (try to repair) 5.For all t i on CriticalPath /* from start to end */ Call ScheduleParents(t i ) 6.Iterate over all non-scheduled parents of t

10
10 Partial Critical Paths SchedulingPath (1) SchedulePath tries to find the cheapest schedule for a Path without violating the actual start times of the scheduled children of the tasks on Path SchedulePath is based on a backtracking strategy A selected service for a task is admissible if the actual start times of the scheduled children of that task can be met

11
11 Partial Critical Paths SchedulingPath (2) Moves from the first task in Path to the last task For each task, it selects an untried available service If the selected service creates an admissible (partial) schedule, then it moves forward to the next task, otherwise it selects another untried service for that task If there is no available untried service for that task left, then it backtracks to the previous task on the path and selects another service for it This may lead to failure

12
12 Partial Critical Paths An Example (1) S 1 2 3 E 4 5 6 7 8 9 Start: Call ScheduleParents(E)

13
13 Partial Critical Paths An Example (2) S 1 2 3 E 4 5 6 7 8 9 find the Partial Critical Path for node E (this is the overall critical path of the workflow)

14
14 Partial Critical Paths An Example (3) S 1 2 3 E 4 5 6 7 8 9 Call SchedulePath for path 2-6-9 Call ScheduleParents for nodes 2, 6, and 9, respectively

15
15 Partial Critical Paths An Example (4) S 1 2 3 E 4 5 6 7 8 9 Node 2 has no unscheduled parents, so its partial critical path is empty

16
16 Partial Critical Paths An Example (5) S 1 2 3 E 4 5 6 7 8 9 Node 6: find its partial critical path and then call SchedulePath ScheduleParents is called for node 3 but it has no unscheduled parents If SchedulePath cannot schedule this path, then it returns failure, which causes the path 2-6-9 to be rescheduled.

17
17 Partial Critical Paths An Example (6) S 1 2 3 E 4 5 6 7 8 9 No de 9: find its partial critical path and then call SchedulePath ScheduleParents is called for the nodes 5 and 8 but they have no unscheduled parents If SchedulePath cannot schedule this path, then it returns failure, which causes the path 2-6-9 to be rescheduled.

18
18 Partial Critical Paths An Example (7) S 1 2 3 E 4 5 6 7 8 9 Now scheduling of the path 2-6-9 has been finished, and ScheduleParents is called again for node E to find its next partial critical path and to schedule that path

19
19 Partial Critical Paths Performance Evaluation Simulation Software: GridSim Grid Environment: DAS-3, a multicluster grid in the Netherlands 5 clusters (32-85 nodes) Average inter-cluster bandwidth: between 10 to 512 MB/s Processor speed: have been changed to make a 10 times difference between the fastest and the slowest cluster Processor price: fictitious prices have been assigned to each cluster (faster cluster has a higher price) Experimental Setup (1): the system

20
20 Partial Critical Paths Five synthetic workflow applications that are based on real scientific workflows (see next page) Montage CyberShake Epigenomics LIGO SIPHT Three sizes for each workflow: small (about 30 tasks) medium (about 100 tasks) large (about 1000 tasks) Each task can be executed on every cluster Performance Evaluation Experimental Setup (2): the workflows

21
21 Partial Critical Paths Montage LIGO SIPHT CyberShake Epigenomics Performance Evaluation Experimental Setup (3): the workflows

22
22 Partial Critical Paths Three scheduling algorithms to schedule each workflow: HEFT: a well-known makespan minimization algorithm Fastest: submits all tasks to the fastest cluster Cheapest: submits all tasks to the cheapest (and slowest) cluster The Normalized Cost and the Normalized Makespan of a workflow: C C : the cost of executing that workflow with Cheapest M H : the makespan of executing that workflow with HEFT Performance Evaluation Experimental Setup (4): metrics

23
23 Partial Critical Paths Performance Evaluation Experimental Results (1) Normalized Makespan (left) and Normalized Cost (right) of scheduling workflows with HEFT, Fastest and Cheapest

24
24 Partial Critical Paths Performance Evaluation Experimental Results (2) Normalized Makespan (left) and Normalized Cost (right) of scheduling small workflows with the Partial Critical Paths algorithm deadline=deadline-factor x M H

25
25 Partial Critical Paths Performance Evaluation Experimental Results (3) Normalized Makespan (left) and Normalized Cost (right) of scheduling medium workflows with the Partial Critical Paths algorithm

26
26 Partial Critical Paths Performance Evaluation Experimental Results (4) Normalized Makespan (left) and Normalized Cost (right) of scheduling large workflows with the Partial Critical Paths algorithm

27
27 Partial Critical Paths One of the most cited algorithms in this area has been proposed by Yu et al.: divide the workflow into partitions assign each partition a sub-deadline according to the minimum execution time of each task and the overall deadline of the workflow try to minimize the cost of execution of each partition under the sub- deadline constraints Performance Evaluation Comparison to Other Algorithms (1)

28
28 Partial Critical Paths Performance Evaluation Comparison to Other Algorithms (2): Cost CyberShakeEpigenomics LIGO them us

29
29 Partial Critical Paths Performance Evaluation Comparison to Other Algorithms (3): Cost MontageSIPHT

30
30 Partial Critical Paths Related Work Sakellariou et al. proposed two scheduling algorithms for minimizing the execution time under budget constraints: 1.Initially schedule a workflow with minimum execution time, and then refine the schedule until its budget constraint is satisfied 2.Initially assign each task to the cheapest resource, and then refine the schedule to shorten the execution time under budget constraints

31
31 Partial Critical Paths Conclusions PCP: a new algorithm for workflow scheduling in utility grids that minimizes the total execution cost while meeting a user- defined deadline Simulation results: PCP has a promising performance in small and medium workflows PCPs performance in large workflows is variable and depends on the structure of the workflow Future work: To extend our algorithm to support other economic grid models Try to enhance it for the cloud computing model

32
32 Partial Critical Paths Information PDS group home page and publications database: www.pds.ewi.tudelft.nl www.pds.ewi.tudelft.nl KOALA web site: www.st.ewi.tudelft.nl/koalawww.st.ewi.tudelft.nl/koala Grid Workloads Archive (GWA): gwa.ewi.tudelft.nl Failure Trace Archive (FTA): fta.inria.fr

Similar presentations

Presentation is loading. Please wait....

OK

PSSA Preparation.

PSSA Preparation.

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on forward rate agreement valuation Ppt on network layer design issues Ppt on health care system in india Ppt on uses of spherical mirrors Ppt on grease lubrication pdf Product mix ppt on nestle promotion Ppt on diode as rectifier bridge Ppt on unity in diversity and organic farming Ppt on tcp/ip protocol suite solutions Ppt on order of operations 5th grade math