 # Network Diagramming Network Analysis  The common term for network analysis is PERT  PERT stands for Program Evaluation and Review Technique  The word.

## Presentation on theme: "Network Diagramming Network Analysis  The common term for network analysis is PERT  PERT stands for Program Evaluation and Review Technique  The word."— Presentation transcript:

Network Diagramming

Network Analysis  The common term for network analysis is PERT  PERT stands for Program Evaluation and Review Technique  The word PERT, though, has grown to mean network analysis in general

Network Analysis  Goal is to find critical path and bottlenecks Those tasks that have the most schedule pressure What is critical path?

Comparison Gantt Chart Milestone Chart

PERT CHART

Terminology and Symbols Event Activity 46 Start WorkSign Contract

Terminology and Symbols Burst Point - Many Tasks Starting when One Finishes

Terminology and Symbols Sink - Many Tasks Finishing before One Can Start

Performing the Analysis  Forward Pass - Working forward through the network to find earliest start and finish times  Backward Pass - Working backward through the network to find latest start and finish times

Earliest Start and Finish Times  The earliest times the tasks can start based on the constraints of the preceding tasks and their relationships to each other.  So, if task A can’t finish till Monday at 5pm, task B can’t start till Monday at 5:01 pm.

Latest Start and Finish Times  The latest times the tasks can start and finish based on the succeeding tasks and the ultimate finish time.  If the contract says the end date for the project is March 11th, then the project has to finish March 11th.

Slack Time  There are two types of slack: Free slack is float time between tasks based on the relationships of the tasks Introduced slack is the float time built into the network by contract - this is not in book, but is common in networks, also called total slack

Example 1

AB C D E F G

Calculations  Earliest Start = Latest start from proceeding task  Earliest Finish = Earliest Start + Task Length  Latest Finish = Latest Start from Succeeding Task or Contractual Finish  Latest Start = Latest Finish - Task Length

Forward Pass No Introduced Slack

Example 1 AB C D E F G A ES = 1 EF = 1 + 1 = 2 B ES = 2 from A EF = 2 + 3 = 5

Example 1 AB C D E F G C ES = 5 from B EF = 5 + 4 = 9 D ES = 5 from B EF = 5 + 3 = 8

Example 1 AB C D E F G E ES = 9 from C EF = 9 + 6 = 15 F ES = 15 from E (NOT D) always use latest, earliest finish EF = 15 + 3 = 18

Example 1 AB C D E F G G ES = 18 from F EF = 18 + 1 = 19

Backward Pass

Example 1 AB C D E F G G LF = 19 LS = 19 - 1 = 18

Example 1 AB C D E F G E LF = 15 from F LS = 15 - 6 = 9 F LF = 18 from G LS = 18 - 3 = 15

Example 1 AB C D E F G C LF = 9 from E LS = 9 - 4 = 5 D LF = 15 from F LS = 15 - 3 = 12

Example 1 AB C D E F G A LF = 2 from B LS = 2 - 1 = 1 B LF = 5 from C (NOT D) Use earliest Latest Start LS = 5 - 3 = 2

Start and Finish Times

Critical Path  Critical path (CP) are those tasks with no free slack. So, LS - ES - introduced slack = 0 LF - EF - introduced slack = 0

Example 1 AB C D E F G Critical Path has no free slack D has no free slack Critical path in red.

Example 2

Example 3

Estimated Times  When combining data for calculating times the best way is: [best time + (4 X Average) + worst) = ML 6 ML = Most likely

Estimated Times  Best time = 14  Average = 17  Worst = 28  [14 + (4 X 17) + 28] = ML = 18.3 or 19

Download ppt "Network Diagramming Network Analysis  The common term for network analysis is PERT  PERT stands for Program Evaluation and Review Technique  The word."

Similar presentations