Download presentation

Presentation is loading. Please wait.

Published byKimberly Hall Modified over 2 years ago

1
Designing a Risk Model Michael Schilmoeller Thursday, December 2, 2010 SAAC

2
2 Overview Scope of uncertainty Decision trees (briefly) and Monte Carlo simulation Implications of cost and risk accuracy to the number of futures The number of possible plans and finding the “best” plan Computational alternatives

3
3 Sources of Uncertainty Scope of uncertainty Fifth Power Plan –Load requirements –Gas price –Hydrogeneration –Electricity price –Forced outage rates –Aluminum price –Carbon allowance cost –Production tax credits –Renewable Energy Credit (Green tag value) Sixth Power Plan –aluminum price and aluminum smelter loads were removed –Power plant construction costs –Technology availability –Conservation costs and performance

4
4 Impact on NPV Costs and Risk Scope of uncertainty C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs.xlsm

5
5 Decision Trees Estimating the number of branches –Assume possible 3 values (high, medium, low) for each of 9 variables, 80 periods, with two subperiods each; plus 70 possible hydro years, one for each of 20 years, on- and off-peak energy determined by hydro year –Number of estimates cases, assuming independence: 6,048,000 Studies, given equal number k of possible values for n uncertainties : Impact of adding an uncertainty: Decision trees & Monte Carlo simulation

6
6 Monte Carlo Simulation MC represents the more likely values The number of samples is determined by the accuracy requirement for the statistics of interest The number of samples m k necessary to obtain a given level of precision in estimates of averages grows much more slowly than the number of variables k: Decision trees & Monte Carlo simulation

7
7 Overview Scope of uncertainty Decision trees (briefly) and Monte Carlo simulation Implications of cost and risk accuracy to the number of futures The number of possible plans and finding the “best” plan Computational alternatives

8
8 Monte Carlo Samples How many samples are necessary to achieve reasonable cost and risk estimates? How precise is the sample mean of the tail, that is, TailVaR 90 ? Implication to Number of Futures

9
9 Relationship Between the Size of the Sample and the Accuracy Depends on knowledge of the distribution Given the distribution, requires knowledge of how the accuracy depends on sample size Implication to Number of Futures

10
10 Central Limit Theorem Both our cost and our risk estimates are averages CLT says that as the number of samples used to estimate the mean increases, the distribution of the sample means tends to normal Unfortunately, it doesn’t say how fast it tends to normal or how the shape of the underlying distribution affects the rate of approach Implication to Number of Futures

11
11 TailVaR 90 Implication to Number of Futures C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm

12
12 Assumed Distribution Implication to Number of Futures C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm

13
13 Set Up a Sampler Implication to Number of Futures C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm

14
14 Dependence of Tail Average on Sample Size Implication to Number of Futures C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm, worksheet “Simulation”

15
15 Implication to Number of Futures Dependence of Tail Average on Sample Size C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm, worksheet “Simulation”

16
16 Implication to Number of Futures Dependence of Tail Average on Sample Size C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm, worksheet “Simulation”

17
17 Implication to Number of Futures Dependence of Tail Average on Sample Size σ=2.040 C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm, worksheet “Samples_50”

18
18 Implication to Number of Futures Dependence of Tail Average on Sample Size C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\L813 NPV Costs 02.xlsm, worksheet “Samples_75” σ=1.677

19
19 Chi-Squared (X 2 ) Tests Check the hypothesis that our sample has the variation from normal by chance (p) 50 samples per calculation: p=0.50 75 samples per calculation: p=0.10 Implication to Number of Futures

20
20 Accuracy and Sample Size Estimated accuracy of TailVaR 90 statistic is still only ± $3.3 B (2σ)!* Implication to Number of Futures *Stay tuned to see why the precision is actually 1000x better than this!

21
21 Accuracy Relative to the Efficient Frontier C:\Backups\Plan 6\Studies\L813\Analysis of Optimization Run_L813vL811.xls Implication to Number of Futures

22
22 Conclusion At least 75 samples are needed for determining the value of our risk metric –Known distribution of statistic –The precision of the sample Our risk metric is 1/10 of the total number of futures We need to test our plan under 750 futures to obtain defensible results Implication to Number of Futures

23
23 Overview Scope of uncertainty Decision trees (briefly) and Monte Carlo simulation Implications of cost and risk accuracy to the number of futures The number of possible plans and finding the “best” plan Computational alternatives

24
24 Finding the Best Plan Each plan is exposed to exactly the same set of futures, except for electricity price Look for the plan that minimizes cost and risk Challenge: there may be many plans Implication to Number of Plans

25
25 Avogadro’s Number In the draft Sixth Plan, there were at times nine capacity expansion candidates, not counting conservation and demand response Total number of possible plans: 1.3 x 10 31 Number of molecules in a mole under standard conditions (Avogadro’s number): 6.02 x 10 23 Implication to Number of Plans

26
26 Candidates for the Final Plan In the case of the final study for the Sixth Power Plan, there were a mere 6.7 trillion Implication to Number of Plans Source: C:\Backups\Olivia\SAAC 2010\101202 SAAC First Meeting\Presentation materials\States_L813.xls

27
27 Space of feasible solutions The Set of Plans Precedes the Efficient Frontier Reliance on the likeliest outcome Risk Aversion Efficient Frontier Implication to Number of Plans

28
28 Finding the “Best” Plan C:\Documents and Settings\Michael Schilmoeller\Desktop\NWPCC - Council\SAAC\Presentation materials\Asymptotic reduction in risk with increasing plans.xlsm Implication to Number of Plans

29
29 OptQuest ® Recommendations The RPM used to produce the portfolio for the Council’s draft Sixth Power Plan has 69 decision variables Our finding of 3500 simulations is consistent with OptQuest guidelines (page 156, OptQuest for Crystal Ball User Manual, © 2001, Decisioneering, Inc. ) Implication to Number of Plans

30
30 Overview Scope of uncertainty Decision trees (briefly) and Monte Carlo simulation Implications of cost and risk accuracy to the number of futures The number of possible plans and finding the “best” plan Computational alternatives

31
31 How Many 20-Year Studies? How long would this take on the Council’s Aurora2 server? Implication to Computational Burden

32
32 Time on Council’s Server Council’s server tech specs: –Xeon W3580 processor –3.33 MHz, L3 Cache 8 –Quad core, 8 Threads per core 20-year, hourly study requires 128 minutes Total time requirement for one study: 2.33 x 10 5 days (639 years, 3 months, 7 days) Implication to Computational Burden

33
33 Time on a Supercomputer October 28, 2010: China acquires the fastest machine on earth: 2.5 petaflops (floating point operations per second) The Tianhe-1A supercomputer is about 50% faster than its closest rival. Implication to Computational Burden

34
34 On the World’s Fastest Machine Assume a benchmark machine can process 20- year studies as fast: –Xeon 5365, 3.0 MHz, L2 Cache 2x4, 4 cores/4 threads per core –38 GFLOPS on the LinPack standard –To the extent this machine underperforms the Council server, the time estimate would be longer Total time requirement for one study on the Tianhe-1A: 3.54 days (3 days, 12 hours, 51 minutes) and estimated cost $37,318 Implication to Computational Burden

35
35 How Do We Achieve Our Objectives? If it takes more that a workday to perform the simulation, the risk of making errors begins to dampen exploration In the next presentation, we consider alternatives and the RPM solution Implication to Computational Burden

36
36 End

Similar presentations

OK

System Analysis Advisory Committee Futures, Monte Carlo Simulation, and CB Assumption Cells Michael Schilmoeller Tuesday, September 27, 2011.

System Analysis Advisory Committee Futures, Monte Carlo Simulation, and CB Assumption Cells Michael Schilmoeller Tuesday, September 27, 2011.

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google