Download presentation

Presentation is loading. Please wait.

Published byYadira Bouldin Modified over 2 years ago

1
Project Scheduling (2) Tran Van Hoai Faculty of Computer Science & Engineering HCMC University of Technology 2010-20111Tran Van Hoai

2
LP model 2010-2011Tran Van Hoai2 EF(X) = ES(X) + Weight(X) LF(X) = LS(X) + Weight(X) ES(X) = MAX Y=immediate predecessor of X {EF(Y)} EF(X) = ES(X) + Weight(X) LF(X) = LS(X) + Weight(X) ES(X) = MAX Y=immediate predecessor of X {EF(Y)} ES(X) = ES(Y) + Weight(Y) (Y is immediate predecessor) ES(X) = ES(Y) + Weight(Y) (Y is immediate predecessor)

3
Klonepalm 2000 LP model 2010-2011Tran Van Hoai3 A 90 A 90 B 15 B 15 F 25 F 25 I 30 I 30 G 14 G 14 D 20 D 20 H 28 H 28 E 21 E 21 J 45 J 45 C5C5 C5C5 X G ≥ X F + 25 X G ≥ X C + 5 X G ≥ X F + 25 X G ≥ X C + 5

4
Objective function Required objective function – MIN MAX i=A,B,…,J {X i } Need an additional variable X, which is X ≥ X i, for all i=A,B,…, J Revised objective function is MIN X A meaningless objective provide same result – MIN ∑ i=A,B,…,J X i 2010-2011Tran Van Hoai4

5
Practical modeling issues Other time constraints – Initial production run (E) must be started in Q3. Assume project started in 1/1/xxxx – Purchase of materials (B) and Preproduction advertising campaign (I) must be started at least 10 days away from the other – Initial production run (E) must be after Preproduction advertising campaign (I) at most 45 days 2010-2011Tran Van Hoai5

6
ES/EF Sequence 2010-2011Tran Van Hoai6 A 90 A 90 B 15 B 15 F 25 F 25 I 30 I 30 G 14 G 14 D 20 D 20 H 28 H 28 E 21 E 21 J 45 J 45 C5C5 C5C5 0,90 90,105 90,115 104,134 110,115 115,129 129,149 149,170 149,177 149,194

7
Practical modeling issues Resource constraints – Only 2 persons (groups) executing the project. Assume Non-preemptive execution One person is possible to execute all activities 2010-2011Tran Van Hoai7

8
No communication cost 2010-2011Tran Van Hoai8 A2A2 A2A2 B4B4 B4B4 D5D5 D5D5 E4E4 E4E4 G6G6 G6G6 F3F3 F3F3 H5H5 H5H5 I4I4 I4I4 J3J3 J3J3 C4C4 C4C4 K2K2 K2K2

9
Scheduling on 3 persons 2010-2011Tran Van Hoai9 Time P1P1 P2P2 P3P3 AB C D E G FJ H I K 24

10
Scheduling on 4 persons 2010-2011Tran Van Hoai10 Time P1P1 P2P2 P3P3 AB C D E G FJ H I K 14 P4P4

11
Arc weight 2010-2011Tran Van Hoai11 A2A2 A2A2 B4B4 B4B4 D5D5 D5D5 E4E4 E4E4 G6G6 G6G6 F3F3 F3F3 H5H5 H5H5 I4I4 I4I4 J3J3 J3J3 C4C4 C4C4 K2K2 K2K2 6 2 3 4 4 2 4 2 3 4 2 3 6

12
Scheduling on 3 persons 2010-2011Tran Van Hoai12 Time P1P1 P2P2 P3P3 AB C D E G FJ H I K 24

13
Homework, homework, homework Read 5.6 – Gantt charts Read 5.7 – Resource leveling 2010-2011Tran Van Hoai13

Similar presentations

Presentation is loading. Please wait....

OK

1 Aa 2 a 3 apple.

1 Aa 2 a 3 apple.

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on mammals and egg laying animals coloring Download ppt on water pollution in hindi Ppt on business etiquettes training courses Ppt on chapter resources and development class 10 Ppt on history of olympics swimming Ppt on information technology in agriculture Ppt on professional development of teachers Download ppt on water level indicator Ppt on need for conservation of natural resources Slideshare ppt on marketing