Download presentation

Presentation is loading. Please wait.

Published byGracie Spicer Modified over 2 years ago

1
1 7.1 Introduction A project is a collection of tasks that must be completed in minimum time or at minimal cost. Tasks are called “activities.” –Estimated completion time (and sometimes costs) are associated with each activity. –Activity completion time is related to the amount of resources committed to it. –The degree of activity details depends on the application and the level of specificity of data.

2
2 Determining precedence relations among the activities is crucial to developing optimal schedules. Objective of Project Scheduling. –Project Scheduling is used to plan and control a project efficiently and economically. –With Project Scheduling we can: characterize the activities monitor the project progress.

3
3 – The minimal expected completion time for a project. – The critical activities. – The earliest and latest time to start and finish an activity. – The amount of slack time for each activity. – The most cost effective completion alternatives. – The activities on which extra resources should be spent. – Whether or not a project is on schedule or within budget. – A schedule that offers a constant level of resources utilization. – A schedule that completes a project in minimum time give limited resources. Project Scheduling provides us with the following information:

4
4 7.2 Identifying the Activities of a Project KLONE COMPUTERS, INC. KLONE Computers manufactures personal computers. It is about to design, manufacture, and market the Klonepalm 2000 palmbook computer.

5
5 There are three major tasks to perform: – Manufacture the new computer. – Train staff and vendor representatives. – Advertise the new computer. KLONE needs to develop a precedence relations chart. The chart gives a concise set of tasks and their immediate predecessors.

6
6 Activity Description APrototype model design BPurchase of materials ManufacturingCManufacture of prototype model activitiesDRevision of design E Initial production run FStaff training Training activitiesGStaff input on prototype models HSales training Advertising activities IPreproduction advertising campaign JProduction advertising campaign

7
7 From the activity description chart, we can determine immediate predecessors for each activity.

8
8 Precedence Relationships Chart

9
9 7.4 Building PERT/CPM Networks The PERT/CPM approach to project scheduling –A network representation of the project that reflects activity precedence relationships. –It is designed to perform a thorough analysis of possible project schedules. –Primary objectives of PERT/CPM To determine the minimal possible completion time for the project. To determine a range of start and finish time for each activity, so that the project can be completed in minimal time.

10
10 PERT is a scheduling method in which activity completion times are treated as a random variable. CPM is a scheduling method which assumes the completion time for an activity is deterministic, dependent only on the amount of money spent to complete it. Both methods require one to identify the activities and the precedence relationships between activities.

11
11 7.5 The PERT/CPM Approach for Project Scheduling KLONE COMPUTERS, INC. - Continued Management at KLONE would like to schedule the activities so that the project is completed in minimal time.

12
12 Management wishes to know: –The earliest completion date for the project. –The earliest and latest start times for each activity which will not alter this date. –The earliest finish times for each activity which will not alter this date. –Activities with rigid schedule and activities that have slack in their schedules.

13
13 An A ctivity O n N ode (AON) Network Representation of the Klonepalm 2000 Computer Project A 90 J 45 H 28 E 21 D 20 I 30 B 15 G 14 F 25 C5C5 FIN ISH None A A A B

14
14 Earliest start time / Earliest finish time –Make a forward pass through the network as follows: Evaluate all the activities which have no immediate predecessors. –The earliest start for such an activity is zero ES = 0. –The earliest finish is the activity duration EF = Activity duration. Evaluate the ES of all the nodes for which EF of all the immediate predecessor has been determined. –ES = Max EF of all its immediate predecessors. –EF = ES + Activity duration. Repeat this process until all nodes have been evaluated –EF of the finish node is the earliest finish time of the project.

15
15 Earliest Start / Earliest finish A 90 B 15 C5C5 F 25 I 30 G 14 D 20 E 21 H 28 J 45 FINISH Evaluate all the activities which have no immediate predecessor 0,90 A Evaluate the ES of all the nodes for which EF has been determined B 90,105 F 90,115 I 90,120 C 105,110 110,124 G 115,129 D 129,149 E 149,170 H 149,177 120,165 J 149,194 170 177 194 FINISH 194 EARLIEST FINISH TIME

16
16 Latest start time / Latest finish time –Make a backward pass through the network as follows: Evaluate all the activities that immediately precede the finish node. –The latest finish for such an activity is LF = minimal project completion time. –The latest start for such an activity is LS = LF - activity duration. Evaluate the LF of all the nodes for which LS of all the immediate successors has been determined. –LF = Min LS of all its immediate successors. –LS = LF - Activity duration. Repeat this process backward until all nodes have been evaluated.

17
17 B F C A I Latest Start / Latest finish E D G FINISH H H 28 166,194 J J 45 149,194 E 21 173,194 90,105 90,115 90,120 105,110 115,129 129,149 149,170 149,177 149,194 153,173 146,166 194 129,149 0,90 129,149 D 20 129,149 G 14 115,129 I 30 119,149 29,119 C5C5 110,115 B 15 95,110 5,95 F 25 90, 115 0,90 A 90

18
18 The Critical Path and Slack Times –Activity start time and completion time may be delayed by planned reasons as well as by unforeseen reasons. –Some of these delays may affect the overall completion date. –To learn about the effects of these delays, we calculate the slack time, and form the critical path.

19
19 –Slack time is the amount of time an activity can be delayed without delaying the project completion date, assuming no other delays are taking place in the project. Slack Time = LS - ES = LF - EF

20
20 Critical activities must be rigidly scheduled Critical activities must be rigidly scheduled Slack time in the Klonepalm 2000 Project

21
21 The critical path is a set of activities that have no slack, connecting the START node with the FINISH node. The critical activities (activities with 0 slack) form at least one critical path in the network. A critical path is the longest path in the network. The sum of the completion times for the activities on the critical path is the minimal completion time of the project. - The Critical Path

22
22 B F C A I The forward and backward passes provided the earliest and latest times to start and finish each activity. E D G FINISH H H 28 166,194 J J 45 149,194 E 21 173,194 90,105 90,115 90,120 105,110 115,129129,149 149,170 149,177 149,194 D 20 194 0,90 129,149 G 14 115,129 I 30 119,149 A 90 C5C5 110,115 B 15 95,110 F 25 90, 115 0,90 THE CRITICAL PATH

23
23 Analysis of possible delays –We observe two different types of delays: Single delays. Multiple delays. –In some cases the overall project completion time will be delayed. –The conditions that specify each case are presented next.

24
24 – Single delays A delay of a certain amount in a critical activity, causes the entire project to be delayed by the same amount. A delay of a certain amount in a noncritical activity will delay the project by the amount the delay exceeds the slack time. When the delay is less than the slack, the entire project is not delayed.

25
25 – Multiple delays Observe three cases of delays in two noncritical activities. –Case 1: There is no path linking the two non-critical activities. –Case 2: The non-critical activities are on the same path, separated by a critical activity. –Case 3: The two non-critical activities are on the same path, with no critical activity separating them. In each one of the above cases, the amount specified will cause no delay in the entire project.

26
26 A 90 J 45 H 28 E 21 D 20 I 30 G 14 F 25 C5C5 B 15 ES=149 LS=173 DELAYED START=149+15=164 ES=90 LS =119 DELAYED START=90+15 =105 Case 1: Activity E and I are each delayed 15 days. THE PROJECT COMPLETION TIME IS NOT DELAYED FINISH

27
27 A 90 B 15 C 5 F 25 I 30 G 14 D 20 E 21 H 28 J 45 FINISH ES=149 LS =173 DELAYED START=149+15 =164 ES=90 DELAYED START =94 LS =95 Case 2: Activity B is delayed 4 days; Activity E is delayed 15 days. Activity B and E are separated by the critical activities G and D. THE PROJECT COMPLETION TIME IS NOT DELAYED

28
28 A 90 B 15 C 5 F 25 I 30 G 14 D 20 E 21 H 28 J 45 FINISH DELAYED START= 109 + 4 =113; ES= 90 DELAYED START =94 DELAYED FINISH = 94+15=109 LS =110 Case 3: Activity B is delayed 4 days; Activity C is delayed 4 days. 3 DAYS DELAY IN THE ENTIRE PROJECT THE PROJECT COMPLETION TIME IS DELAYED 3 DAYS

29
29 7.7 The Probability Approach to Project Scheduling Activity completion times are seldom known with 100% accuracy. PERT is a technique that treats activity completion times as random variables. Completion time estimates are obtained by the Three Time Estimate approach

30
30 The three time estimate approach provides completion time estimate for each activity. We use the notation: a = an optimistic time to perform the activity. m = the most likely time to perform the activity. b = a pessimistic time to perform the activity. Approximations for the mean and the standard deviation of activity completion time are based on the Beta distribution.

31
31 To calculate the mean and standard deviation of the project completion time we make some simplifying assumptions. – Assumption 1 A critical path can be determined by using the mean completion times for the activities. The project mean completion time is determined solely by the completion time of the activities on the critical path. –Assumption 2 The time to complete one activity is independent of the time to complete any other activity. –Assumption 3 There are enough activities on the critical path so that the distribution of the overall project completion time can be approximated by the normal distribution.

32
32 The three assumptions imply that the overall project completion time is normally distributed, with Mean = Sum of mean completion times along the critical path. Variance = Sum of completion time variances along the critical path.

33
33 KLONE COMPUTERS - revised Three time estimates were given for each activity

34
34 Management at KLONE is interested in –The probability that the project will be completed within 194 days. –An interval estimate of the project completion time. –The probability that the project will be completed within 180 days. –The probability that the project will take longer than 210 days. –An upper limit for the number of days within which it can virtually be sure the project will be completed.

35
35 Calculation of the means and the variances A = [76+4(86)+120] / 6 = 90 = (120 - 76) / 6 = 7.33 A 2 = (7.33) 2 = 53.78 – For the rest of the activities we have

36
36 The mean times are the same as in the CPM problem, previously solved for KLONE. Thus, the critical path is A - F- G - D - J. –Expected completion time = A + F + G + D + J = 194 –The project variance = A 2 + F 2 + G 2 + D 2 + J 2 = 85.66 –The standard deviation = = 9.255 Under the assumptions stated above the completion time of the project is normally distributed with = 194 days and = 9.255 days.

37
37 Now the quantities of concern for management can be calculated. –The probability of completion in 194 days = An interval in which we are reasonably sure the completion date lies is –The interval is = 194 1.96(9.255) {175, 213} days. There is 95% confidence that the real completion time lies within 175 days and 213 days.

38
38 XZXZ 194 0 The probability of completion in 180 days = P(X 180) = P(Z -1.51) = 0.5 - 0.4345 = 0.0655 180 -1.51 0.0655.4345 – The probability that the completion time is longer than 210 days = 210 1.73.4582 0.0418 x 2.33 0.01 – Assume a 99% certain completion date is acceptable P(Z 2.33) = 0.99; x= + z = 194 + 2.33(9.255) = 215.56 days. 0.99

39
39 7.8 Computer Solution of PERT/CPM A linear programming approach –Variables X i = The start time of the activities for i=A, B, C, …,J X(FIN) = Finish time of the project –Constraints Each immediate predecessor relationship has one constraint The constraints state that the start time of an activity must not occur before the finish time of the immediate predecessor.

40
40 –The Model X(FIN) X E + 21 X(FIN) X H + 28 X(FIN) X J + 45 X D X G + 14 X E X D + 20 X G X C + 5 X H X D + 20 X G X F + 25 X J X D + 20 X I X D + 90 X J X I + 30 X F X A + 90 X C X B + 15 X D X G + 14 X B X A + 90 C5C5 F 25 G All X’s are nonnegative Minimize X(FIN) ST

41
41 A schedule of (not necessarily the earliest) start time that will complete the project in minimal time. The earliest starts, returned when using the following objective function Minimize X A + X B + X C +…+ X J + X(FIN) The latest starts that can be obtained (after solving for the project earliest finish) as follows –Add the constraint X(FIN) = 194 –Change the objective function to Maximize X A + X B + X C +…+ X J + X(FIN). –An Excel solution provides:

42
42 A Network Approach –WINQSB provides Activity schedule chart (ES, EF, LS, LF). Mean and standard deviation of the critical path. Optional: Earliest and latest time Gantt chart. Optional: The probability of completing the project within a specified time. –No programming is needed. –Input data consists of Immediate predecessors for each activity. Completion time (for a, m, and b).

43
43

44
44 Critical Activities WINQSB Scheduling Solution

45
45 7.9 Cost Analysis Using the Expected Value Approach Spending extra money, in general should decrease project duration. Is this operation cost effective? The expected value criterion is used to answer this question.

46
46 KLONE COMPUTERS - Cost Analysis Using Probabilities Analysis indicated: –Completion time within 180 days yields an additional profit of $1 million. –Completion time between 180 days and 200 days, yields an additional profit of $400,000.

47
47 KLONE COMPUTERS - Cost Analysis Using Probabilities Completion time reduction can be achieved by additional training. Two possible activities are considered for training. – Sales personnel training: Cost $200,000; New time estimates are a = 19, m= 21, and b = 23 days. – Technical staff training: Cost $250,000; New time estimates are a = 12, m = 14, and b = 16. Which option should be pursued?

48
48 Evaluation of spending on sales personnel training. –This activity (H) is not critical. –Under the assumption that the project completion time is determined solely by critical activities, this option should not be considered further. Evaluation of spending on technical staff training. –This activity (F) is critical. –This option is further studied as follows: Calculate expected profit when not spending $250,000. Calculate expected profit when spending $250,000. Select the decision with a higher expected profit.

49
49 – Case 1: Do not spend $250,000 on training. This case represents the current situation. Expected gross additional profit = P(completion time is less than 180)($1 million) + P(180

50
50 – Case 2: Spend $250,000 on training. The new time estimates change the expected time and standard deviation of a critical activity. The new estimates are = (12 + 4 (14) + 16)/6 = 14 = (16 -12)/6 =0.67 = 0(.67) 2 =0.44 The project has a new critical path (A-B-C-G-D-J), with a mean time = 189 days, and a standard deviation of = 9.0185 days. 180-189 9.0185 P(Z<) = P(Z< -.99) = 0.1611; P( - 0.99

51
51 – The expected net additional profit = 452,180-250,000 = $202,180 < $336,180 Expected additional net profit when spending $250,000 on training Expected profit without spending $250,000 on training Conclusion: Management should not spend money on additional training of technical personnel Conclusion: Management should not spend money on additional training of technical personnel

52
52 7.10 The Critical Path Method (CPM) The critical path method (CPM) is a deterministic approach to project planning. Completion time depends only on the amount of money allocated to the activity. Reducing an activity’s completion time is called “crashing.”

53
53 There are two crucial completion times to consider for each activity. – Normal completion time (NT). – Crash completion time (CT). – NT is achieved when a usual or normal cost (NC) is spent to complete the activity. – CT is achieved when a maximum crash cost (CC) is spent to complete the activity.

54
54 The Linearity Assumption [Normal Time - Crash Time] [Normal Time] = [Crash Cost - Normal Cost] [Normal Cost]

55
55 Time Cost ($100) 20 18 16 14 12 10 8 6 4 2 5 10 15 20 25 30 35 40 45 Normal NC = $2000 NT = 20 days A demonstration of the Linearity assumption Add to the normal cost... …and save on completion time Add more to the normal cost... Crashing CC = $4400 CT = 12 days …and save more on completion time Add 25% of the extra cost to the normal cost Save 25% of the max. time reduction Total Cost = $2600 Job time = 18 days Marginal Cost = Additional Cost to get Max. Time Reduction Maximum Time reduction = (4400 - 2000)/(20 - 12) = $300 per day

56
56 Meetings a Deadline at Minimum Cost –Let D be the deadline date to complete a project. –If D cannot be met using normal times, additional resources must be spent on crashing activities. –The objective is to meet the deadline D at minimal additional cost. –Tom Larkin’s political campaign problem illustrates the concept.

57
57 TOM LARKIN’S POLITICAL CAMPAIGN Tom Larkin has to plan 26 weeks of his mayoral campaign activities. The campaign consists of the following activities

58
58 A D C B E F G I H FINISH Project completion (normal) time = 36 weeks NETWORK PRESENTATION

59
To meet the deadline date of 26 weeks some activities must be crashed.

60
60 Mayoral Campaign Crash Schedule

61
61 Linear Programming Approach –Variables X j = start time for activity j. Y j = the amount of crash in activity j. –Objective Function Minimize the total additional funds spent on crashing activities. –Constraints The project must be completed by the deadline date D. No activity can be reduced more than its Max. time reductioN. Start time of an activity takes place not before the Finish time of an immediate predecessor. SOLUTION

62
62 Minimize total crashing costs Meet the deadline Maximum time-reduction constraints Activity can start only after all the predecessors are completed. A D C B E F G I H FINISH

63
63 Other cases of project crashing –Operating optimally within a given budget. When a budget is given, minimizing crashing costs is a constraint, not an objective. In this case the objective is to minimize the completion time.

64
64 TOM LARKIN - Continued The budget is $75,000. The objective function becomes a constraint Minimize 1500 Y A + 2000 Y B + 2750 Y C + 3750 Y D + 500 Y E + 2400 Y F +1750 Y H + 2250 Y J 1500 Y A + 2000 Y B + 2750 Y C + 3750 Y D + 500 Y E + 2400 Y F +1750 Y H + 2250 Y J 75,000 - 40,000 = 35,000 This constraint becomes the objective function X(FIN) 26 X(FIN) The rest of other crashing model constraints remain the same.

Similar presentations

OK

Project Scheduling. SEEM 35302 Project Scheduling (PS) To determine the schedules to perform the various activities (tasks) required to complete the project,

Project Scheduling. SEEM 35302 Project Scheduling (PS) To determine the schedules to perform the various activities (tasks) required to complete the project,

© 2018 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on id ego superego lord Muscular system anatomy and physiology ppt on cells Ppt on share market in india Ppt on conceptual art Ppt on biodegradable and nonbiodegradable materials Ppt on hydraulic gear pump Ppt on stock market free download Free download ppt on motivation theories Ppt on four stroke diesel engine Ppt on electricity in india