Download presentation

Presentation is loading. Please wait.

Published byAria Towe Modified about 1 year ago

1
Cost Benefit Analysis of the Three Gorges Dam Risako Morimoto and Chris Hope

2
Methodology Goals: 1)Calculate present value of costs and benefits 2)Examine uncertainty. Method: Quantify each effect (e.g. kwhrs of electricity). Value each effect (e.g. determine its price) Sum discounted benefits minus costs

3
Direct Costs Construction costs of the power station and transmission facilities Operation and maintenance cost Lost land from inundation (reservoir)

4
Indirect Costs Resettlement costs (including compensation and development costs) Lost archaeological sites Possible accident costs (during construction, operation and maintenance)

5
Environmental Costs Aesthetic loss due to reduction in water flow Sedimentation- lower power generation Decline in fish catch downstream Downstream pollution caused by dam construction

6
Benefits Power generation Economic growth (avoided economic losses from power shortages) Avoided damages from air pollution (from coal) Flood control Navigation improvement

7
Uncertainty Key Parameters: Electricity generated, economic growth per kwhr, decay of electricity from sedimentation, loss of archeological sites, etc Allow parameters to vary and explore sensitivity

8
Electricity What is capacity (GC) of dam? What is the electricity price (EO)? How will sedimentation reduce electricity over time (A)?

9
Data

10
Analysis Use best guess of parameters and calculates annual costs and benefits. Examines many different assumptions about parameters and calculate a distribution of NPV. Discounts values back to current using 5% discount rate

11
Calculate Flood Benefits Calculate frequency of flooding before dam Calculate economic damage and health effects of each flood Calculate expected flooding damage per year If dam eliminates flooding, then benefit is damages avoided

12
Expected Results

13
Uncertainty Results The 5 th percentile, mean, and the 95 th percentile of the cumulative NPV with a 5% discount rate 95 th Percentile run Mean run 5 th Percentile run

14
Results The final NPV values are –114, 424, and 1321 billion Yuan for the 5 th percentile, mean and 95 th percentile runs. The cumulative NPV is initially negative due to the large upfront construction and resettlement costs. As electricity starts to flow, NPV improves. Electricity at end of project matters less than in early stages. If climate change reduces electricity at end, it would have only a small effect on NPV.

15
Discussion 1.Measures direct costs and benefits well 2.Incorporates uncertainty 3.Does not measure damages associated with coal- undervalues electricity price 4.Assumes growth limited by electricity- probably not true-over values electricity

Similar presentations

© 2016 SlidePlayer.com Inc.

All rights reserved.

Ads by Google