Download presentation

Presentation is loading. Please wait.

Published byCierra Colan Modified about 1 year ago

1
CPA A house is to have new carpets fitted throughout. The work involved has been divided into a number of tasks, as shown in the table.

2
CPA A house is to have new carpets fitted throughout. The work involved has been divided into a number of tasks, as shown in the table. Construct an activity network for the project

3
CPA Construct an activity network for the project Find earliest start times (forward pass) Find latest finish time (reverse pass) BA F E CD GH I J K

4
CPA Construct an activity network for the project Find earliest start times (forward pass) Find latest finish time (reverse pass) BA F E CD GH I J K

5
CPA Construct an activity network for the project Find earliest start times (forward pass) Find latest finish time (reverse pass) BA F E CD GH I J K The Critical path is: C D F G H J K and the time to complete the task is 9.9 hours

6
CPA Construct a Cascade Diagram or Gantt Chart The Critical path is: C D F G H J K and the time to complete the task is 9.9 hours Floats: A – 0.8; B – 0.8; E – 0.8; I – 0.1 BA F E CD GH I J K

7
CPA BA F E CD GH I J K Time in hours Activity

8
CPA Construct an activity network for the project Find earliest start times (forward pass) Find latest finish time (reverse pass) BA F E CD GH I J K The Critical path is: C D F G H J K and the time to complete the task is 9.9 hours

Similar presentations

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google