Download presentation

Presentation is loading. Please wait.

Published byJonathan Jefferson Modified over 3 years ago

1
Formula Memorization Trick CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC When memorizing the formulas I have found it best to look for patterns. When I see the correct pattern I know the formula is correct. AC = ACWP PV = BCWS EV = BCWP

2
Formula Memorization Trick Ok lets build this. First is to see the pattern of 2 subtractions, 3 divides, 2 subtractions CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC

3
Formula Memorization Trick Next see the pattern of Variance and Index. Cost, Schedule and Cost, Schedule. CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC

4
Formula Memorization Trick Next see the pattern of Earned Value (EV). This used to be BCWP. CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC

5
Formula Memorization Trick Next see the pattern of Actual Cost (AC) and Planned Value (PV) and how they alternate. Skip a line and its AC again. CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC

6
Formula Memorization Trick Next see the pattern of Estimated at Completion (EAC). As well as Budget at Completion (BAC) CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC

7
Formula Memorization Trick Not much left. Notice that CPI is divisor of EAC so find CPI skip a line and place it at the end of EAC formula. CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC ETC and VAC don’t really match to anything, you just have to know where they go.

8
Formula Memorization Trick This may look confusing but it worked great for me and I have had others tell me it worked for them as well. CV=EV-AC SV=EV-PV CPI=EV/AC SPI=EV/PV EAC=BAC/CPI ETC=EAC-AC VAC=BAC-EAC

9
Other Formulas to Know Communication Channels: N(N-1)/2 Pert Mean: (Pessimistic + 4*Most Likely + Optimistic) / 6 Standard Deviation: (Pessimistic – Optimistic) / 6 Variance: ((Pessimistic – Optimistic) / 6) squared Present Value or PV: Future Value / (1+ rate of return) to the power of n. Where n = periods of time.

Similar presentations

OK

PRO 3002 Pam Soderholm Welcome To Class!. In Earned Value Analysis, what does “AC” stand for? Actual Cost of Work Performed QUALITY.

PRO 3002 Pam Soderholm Welcome To Class!. In Earned Value Analysis, what does “AC” stand for? Actual Cost of Work Performed QUALITY.

© 2018 SlidePlayer.com Inc.

All rights reserved.

To ensure the functioning of the site, we use **cookies**. We share information about your activities on the site with our partners and Google partners: social networks and companies engaged in advertising and web analytics. For more information, see the Privacy Policy and Google Privacy & Terms.
Your consent to our cookies if you continue to use this website.

Ads by Google

Ppt on water pollution problems and solutions Ppt on conservation of linear momentum Ppt on revolt of 1857 Ppt on power sector in india Ppt on human nutrition and digestion chapter Convert doc file to ppt online ticket Ppt on places in our neighbourhood download Ppt on transportation and excretion in human body Ppt on distance-time graph and velocity time graph Ppt on service oriented architecture diagram