Download presentation

Presentation is loading. Please wait.

Published byKristina Blyth Modified over 3 years ago

1
Chapter 9: Graphs Scheduling Networks Mark Allen Weiss: Data Structures and Algorithm Analysis in Java Lydia Sinapova, Simpson College

2
2 Scheduling Networks Definitions Purpose of the Model Algorithm Critical Activities Complexity Example

3
3 Definitions A project can be described by its activities, their duration and the prerequisites of each activity Activity: a task, characterized by: duration prerequisites – other tasks that have to be completed in order to start the current task Event: a point in time, characterized by the completion of one or several activities

4
4 The Model Directed simple acyclic graph Nodes: events Source: starting event Sink: terminating event Edges: activities Each edge is labeled by a pair (name of the task, duration), duration 0 Simple graph means: each pair of nodes connected by at most one edge

5
5 Purpose of the Model Find the earliest occurrence time (EOT) of an event Find the earliest completion time (ECT) of an activity Find the slack of an activity: how much the activity can be delayed without delaying the project Find the critical activities: must be completed on time in order not to delay the project

6
6 EOT and ECT Earliest occurrence time of an event EOT(source) = 0 EOT( j ) = max ( ECTs of all activities preceding the event) Earliest completion time of an activity ECT( j, k ) = EOT( j ) + duration( j, k)

7
7 Algorithm to Compute EOT and ECT 1. Sort the nodes topologically 2. For each event j : initialize EOT(j) = 0 3. For each event i in topological order For each event j adjacent from i : ECT(i,j) = EOT(i) + duration (i,j) EOT(j) = max(EOT(j), ECT(i,j))

8
8 Algorithm to find the slack of activities Compute latest occurrence time LOT(j), slack(i, j) 1. InitializeLOT(sink) = EOT(sink) 2. For each non-sink event i in the reverse topological order: LOT(i) = min(LOT( j ) – duration( i, j)) 3. For each activity (i,j) slack( i, j ) = LOT( j ) – ECT( i, j)

9
9 Critical Activities, Complexity Critical activities: slack(j) = 0 Critical path in the project: all edges are activities with slack = 0 The critical path is found using breadth-first (or depth-first) search on the edges Complexity: O(V + E) with adjacency lists, O(V 2 ) with adjacency matrix

10
10 Example d / 2 a / 2 f / 3 1 2 4 3 5 6 b / 1 e / 10 g / 9 c / 11 h / 4 Topological sort: 1, 4, 2, 3, 5, 6 Critical Path: 1, 4, 2, 5, 6

Similar presentations

Presentation is loading. Please wait....

OK

Chapter 6: Priority Queues

Chapter 6: Priority Queues

© 2018 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on save water save life Ppt on alternative sources of energy Ppt on building construction process Ppt on object oriented concepts Ppt on water pollution in australia Ppt on climate change Ppt on france in french language Ppt on network topologies Ppt on intellectual property rights and global business Quiz ppt on india