Download presentation

Presentation is loading. Please wait.

Published byAleah Gossard Modified over 2 years ago

1
Project Management and scheduling Objectives of project scheduling Network analysis Scheduling techniques

2
Objectives of project scheduling Produce an optimal project schedule in terms of cost, time, or risk. Usually, it is difficult to optimize the three variables at the same time. Thus, setting an acceptable limit for two of the three varaibles and optimizing the project in terms of the third variable.

3
Critical Path Method (CPM) Produce the earliest and lastest starting and finishing times for each task or activity. Calculate the amount of slack associated with each activity. Determine the critical tasks (Critical path). Forward pass and backward pass computational procedures.

4
Network control Track the progress of a project on the basis of the network schedule and taking corrective actions when necessary. Evaluate the actual performance against expected performance.

5
PERT/CPM Node Arrow Predecessor SuccessorMerge point Burst point

6
Two models of PERT/CPM Activity-on-Arrow (AOA): Arrows are used to represent activities or tasks. Nodes represent starting and ending points of activities. Activity-on-Node (AON): Nodes are used to represent activities or tasks, while arrows represent precedence relationships.

7
Recap - purpose of CPM Critical path Earliest starting timeES Earliest completion timeEC Latest starting timeLS Latest completion timeLC ActivityCapital letter Duration t

8
Example ActivityPredecessorDuration A-2 B-6 C-4 DA3 EC5 FA4 GB, D, E2

9
Activity on Node Network

10
Forward pass analysis

11
Backward pass analysis

12
Slack Time in Triangles

13
Critical path

14
Computational analysis of network Forward pass: each activity begins at its earliest time. An activity can begin as soon as the last of its predecessors is finished. Backward pass: begins at its latest completion time and ends at the latest starting time of the first activity in the project network.

15
Rules for implementation - forward pass The earliest start time (ES) for any node (j) is equal to the maximum of the earliest completion times (EC) of the immediate predecessors of the node. The earliest completion time (EC) of any activity is its earliest start time plus its estimated time (its duration). The earliest completion time of the project is equal to the earliest completion time the very last activity.

16
Rules for implementation - backward pass The latest completion time (LC) of any activity is the smallest of the latest start times of the activity’s immediate successors. The latest start time for any activity is the latest completion time minus the activity time.

17
Calculate slack time for each activity Slack time: the difference in time between the two dates at the beginning of a job or the two dates at the end of the job. Slack time represents the flexiblity of the job. Thus, slack time = LS - ES or LC - EC

18
PERT PERT is an extension of CPM. In reality, activities are usually subjected to uncertainty which determine the actual durations of the activities. It incorporates variabilities in activity duration into project entwork analysis. The poetntial uncertainties in activity are accounted for by using three time estimates for each activity

19
Variation of Task Completion Time Task A 2 4 6 4 Task B 3 4 5 4 Average44

20
PERT Estimates & Formulas t e = a+4m+b 6 s 2 = (b-a) 2 36 a = optimistic time estimate m = most likely time estimate b = pessimistic time estimate (a < m < b) t e = expected time for the activity s 2 =variance of the duration of the activity

21
PERT Calculate the expected time for each activity Calculate the variance of the duration of each activity Follow the same procedure as CPM does to calculate the project duration, T e Calculate the variance of the project duration by summing up the variances of the activities on the critical path.

22
Sources of the Three Estimates Furnished by an experienced person Extracted from standard time data Obtained from historical data Obtained from regression/forecasting Generated by simulation Dictated by customer requirement

23
A PERT Example Activity Predecessor a m bt e s 2 A -1 2 42.17 0.2500 B -5 6 76.00 0.1111 C -2 4 53.83 0.2500 D A1 3 42.83 0.2500 E C4 5 7 5.17 0.2500 F A3 4 5 4.00 0.1111 G B, D, E1 2 3 2.00 0.1111

24
What do T e & S 2 tell us? How likely to finish the project in a specified deadline. For example, suppose we would like to know the probability of completing the project on or before a deadline of 10 time units (days)

25
Probability of finishing the project in 10 days T e = 11S 2 = V[C] + V[E] + V[G] = 0.25 + 0.25 + 0.1111 = 0.6111 S= 0.7817 P( T<=T d ) = P(T<=10) = P(z<= ( 10-T e ) S ) = P(z<= (10-11) 0.7817 ) = P(z<= -1.2793) = 0.1003 About 10% probabilty fo finishing the project within 10 days

26
Probability of finishing the project in 13 days T e = 11S 2 = V[C] + V[E] + V[G] = 0.25 + 0.25 + 0.1111 = 0.6111 S= 0.7817 P(T<=T d ) = P(T<=10) = P(z<= ( 13-T e ) S ) = P(z<= (13-11) 0.7817 ) = P(z<= 2.5585) = 0.9948 About 99% probabilty of finishing the project within 13 days

27
Gantt Chart Gantt chart is a matrix of rows and columns. The time scale is indicated along the horizontal axis. Activities are arranged along the vertical axis. Gantt charts are usually used to represent the project schedule. Gantt charts should be updated periodically.

28
Gantt Chart A B C D E F G 1234567891011

29
Gantt Chart Variations Linked Bars Progress - monitoring Milestone Task - combinations Phase-Based Multiple-Projects Project-Slippage-tracking

30
Linked Bars Gantt Chart A B C D E F G 1234567891011

Similar presentations

OK

Gantt Chart Graph or bar chart with a bar for each project activity that shows passage of time Provides visual display of project schedule Slack amount.

Gantt Chart Graph or bar chart with a bar for each project activity that shows passage of time Provides visual display of project schedule Slack amount.

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on google glasses technology Ppt on power diode rectifier Ppt on energy resources and conservation Ppt on spiritual leadership in the home Ppt on hlookup in excel Ppt on panel discussion invitation Animated ppt on magnetism facts Ppt on the portrait of a lady Download ppt on recession in india Ppt on boston consulting group