Download presentation

Presentation is loading. Please wait.

Published byMeredith Hardesty Modified over 2 years ago

1
Schedule and Cost Estimation III Dr. Phil Laplante, CSDP, PE Lecture 5

2
2 Topics Other accounting measures Earned Value Analysis Balanced Scorecard

3
3 Internal rate of return (IRR) NPV is an indirect measure: you are required to specify the market opportunity cost (discount rate) of the capital involved. IRR is defined as the discount rate in the NPV equation that causes the calculated NPV to be zero. It is not the return on investment (ROI). IRR is popular because it does not require knowledge of the cost of capital.

4
4 Internal rate of return (IRR) To get the IRR we need to calculate the rate, r, that causes P to go to zero in the FV equation, that is 0 = FV/(1 + r) Y - c where c is the cost of the alternative that is being considered. We need to solve for r. Moving the cost to the LHS of the equation yields c = FV/(1 + r) Y

5
5 Internal rate of return (IRR) Multiplying both sides by (1+r) Y /c yields (1 + r) Y = FV/c Taking the Y th root of both sides gives us 1 + r = [FV/c] 1/Y Finally, subtracting 1 from both sides gives us r = [FV/c] 1/Y – 1 Where r is the internal rate of return.

6
6 Internal rate of return (IRR) : example The code reading initiative just discussed is expected to cost $50,000. The returns of this improvement are expected to be $100,000 of reduced rework two years in the future. What is the internal rate of return on this activity?

7
7 Internal rate of return (IRR) : example Here, NPV = 100,000 / (1+r) 2 – 50,000 We wish to find the r that makes the NPV =0, that is the “break even” value. Using our IRR equation r = [100,000/50,000)] 1/2 – 1 Plugging this into a calculator gives r =0.414 =41.4%

8
8 Internal rate of return (IRR) : example To decide if we should make this decision, we compare the IRR to the return of another investment alternative. For example, if the IRR was very low, then we might simply want to take this money and find an equivalent investment with lower risk (e.g. buy bonds with it). But if the IRR is very high, then the decision might be worth whatever risk is involved.

9
9 Profitability index (PI) PI is defined as PV/I. That is, we take the present value of an investment and divide it by the initial outlay, I. This yields a kind of “bang-for-the-buck” measure.

10
10 Profitability index (PI): example The code reading initiative previously discussed is expected to cost the company $50,000. The returns of this improvement are expected to be $100,000 of reduced rework two years in the future.

11
11 Profitability index (PI): example The Net Present Value for this initiative at a discount rate of 10% is: PV = 100,000 / 1.10 2 = 82,645 for a Profitability Index of 82,645/50,000 or 1.65

12
12 Profitability index (PI): epilogue The Profitability Index is appealing to managers who must decide between many competing investments with positive NPVs, but who have limited investment resources (or to managers in government agencies with limited budgets and many opportunities). The idea is to take the investment options with the highest PI first, until the investment budget runs out. This approach is not bad, but can sub-optimize the investment portfolio. Rank ordering by PI may rule out a large project with a good NPV because it is just over the limit.

13
13 Profitability index (PI): epilogue ProjectInvestmentNPVPI A1001301.3 B1001251.25 C3003601.20 D2002201.1

14
14 Profitability index (PI): epilogue If the capital budget is $400, the Profitability Index ranking technique will pick A and B first, leaving inadequate resources for C. Therefore, D will round out the budget, and the overall NPV will be 475. However, using an integer programming approach will recommend taking projects A and C for a total NPV of 490. Overall, PI is recommended as a secondary measure used to augment NPV to help optimize the allocation of investment dollars.

15
15 Payback Payback is the time it takes to get the initial investment back out of the project. Projects with short paybacks are preferred, although the term “short” is completely arbitrary. The intuitive appeal is reasonably clear: it is easy to calculate, communicate, and understand. Because of this, it is the least likely to confuse managers.

16
16 Payback However, if payback period is the only criterion used, then there is no recognition of any cash flows, small or large, to arrive after the cutoff period. Furthermore, there is no recognition of the opportunity cost of tying up funds. Inasmuch as discussions of payback tend to coincide with discussions of risk, it is probable that a short payback period is viewed as a way to respond to higher risks. However all criteria are arbitrary.

17
17 Discounted payback The payback period determined on discounted cash flows rather than undiscounted cash flows. Takes into account the time (and risk) value of money invested. Effectively, it answers the question "how long does it take to recover the investment and the minimum required return?"

18
18 Discounted payback If the discounted payback period is finite in length, it means that the investment plus its capital costs are indeed recovered eventually, which means that the NPV is at least as great as zero. Consequently, a criterion that says, go ahead with the project if it has any finite discounted payback period is consistent with the NPV rule. Beyond that, however, discounted payback has the same shortcomings as payback.

19
19 Average rate of return (ARR) Can stand for “Average Rate of Return” or "Accounting Rate of Return“. Traditionally, it considers accounting net income rather than cash flows. It does this by including depreciation/ amortization in the computation of the cash flow (meaning it treats depreciation as an out-of- pocket expense, reducing the cash flow).

20
20 Average rate of return (ARR) Its proponents argue that ultimately publicly traded organizations are evaluated on accounting measures of net income. So capital budgeting techniques should be based on this approach to determining cash flow. There are a variety of different ARR measures based on some notion of benefits divided by some notion of investment.

21
21 Average rate of return (ARR) Here are some example definitions, the first one being the one normally mentioned in textbooks. Average projected after-tax profit / Average investment Average projected after-tax profit / Initial investment Average projected after-tax cash flow / Average investment Average projected after-cash flow / Initial investment Profit and investment can have varying definitions, so various accounting adjustments may or may not be made.

22
22 Summary of financial measures thus far

23
Activity-Based Costing (ABC) An accounting strategy that considers the costs of people, facilities, computers, supplies, and other resources consumed. The goal is to show the rationale for investment in IT infrastructure by incorporating the costs of contribution from all parts of the organization that touch the IT function. Tools are available to perform forecasting simulations. Ex: installation of a software package on a single desktop is one step in upgrading the operating system in preparation for the installation of a new ERP system. 23

24
ABC drawbacks Specially trained estimators are needed. Activity costs are often difficult to quantify and capture. Reliable information needed based on honest reporting. There can be tremendous variation in factors affecting the estimation, such as compensation levels, personnel overhead structure, and individual performance levels. These variations collectively contribute to a great deal of uncertainty in the cost estimation equations (Jones 1996). 24

25
Earned Value Analysis (EVA) Presumes that a project adds value and that this value is going to be measured through the life of the project. Permits forecasted and actual costs to be tracked to allow for mid-project adjustments or termination. Simple EVA metrics can be used to monitor and control a project. Some customers pay as they go based on EVA (or can be used for partial payment of an aborted project) A somewhat atypical approach to EVA involves the following calculations (Morgan 2005) [next slide]. 25

26
EVA At key points in the project the schedule variance, SV, is computed as SV = BCWP – BCWS BCWS: budgeted cost of work scheduled BCWP: budgeted cost of work performed. The cost variance, CV, can then be computed. CV = BCWP – ACWP ACWP: actual cost of work performed The cost performance index, CPI, is based on the relationship between the cost variance and the schedule variance. CPI=BCWP/ACWP 26

27
EVA The CPI can then be used to forecast the cost to complete the project : FCTC = original budget for work remaining/CPI The forecast cost at completion (FCAC) is just the actual cost of work already performed plus the forecast cost to complete the work: FCAC = ACWP + FCTC 27

28
Balanced scorecard A control mechanism (strategic) that links performance evaluation to strategic objectives. Considers what drives four performance perspectives: financial, customer, internal process, learning and growth. Links short-term drivers to long-term performance using cause-and-effect relationships. Used for controlling, coordinating, and resource allocating across multiple projects. Consists of 9 steps (phases). 28

29
The “balanced scorecard” 29 Source: BSC Institute

30
BSC Steps 1-4 Step One: Assessment - BSC Development Plan - Strategic Elements - Change Management Step Two: Strategy - Customer Value - Strategic Themes - Strategic Results Step Three: Objectives - Strategy Action Components Step Four: Strategy Map - Cause-and-Effect Links 30

31
BSC Steps 5-7 Step Five: Performance Measures - Performance Measures - Targets - Baselines Step Six: Initiatives - Strategic Projects Step Seven: Automation - Software - Performance Reporting - Knowledge Sharing 31

32
BSC Steps 8,9 Step Eight: Cascade - Alignment - Unit & Individual Scorecards Step Nine: Evaluation - Strategy Results - Revised Strategies 32

33
Four performance perspectives for an ERP system 33 Source: Hwang

34
BSC Strategy map Highlights key causal relationships among the four performance perspectives Companies can use these relationships to drive and monitor implementation during project implementation. In all cases, the organization must control socio-technical requirements. 34

35
Sample strategy map within BCS-IS Framework 35 Source: Hwang

36
BSC epilogue Typically, not a project management tool per se. Is a portfolio management tool used at the CIO, COO, CEO, and Board level. But… knowledge of the linkages from project to scorecard are essential for the project manager. 36

37
Death and taxes…. Must be considered in all “real” project costing endeavors. E.g Is software a capital budget item or expense? Staff as permanent employees or contract employees? Tax treatment of investment in new development and profits made on that development? Many more, very complicated questions that only armies of lawyers, accountants, and prognosticators can attempt to guess at. 37

38
38 References Hwang, Yujong, and R. Leitch, “Balanced Scorecard: Evening the Odds of Successful BPR,” IT Professional, Nov. 2005, pp. 24-30. Jones, C., 1996. “Activity-Based Software Costing,” IEEE Computer, May, pp. 103–104. Morgan, J. N., 2005. “A Roadmap of Financial Measures for IT Project ROI,” IT Professional, Jan./Feb., pp. 52–57. Moskowitz, K., and H. Kern, 2003, Managing IT as an Investment, Prentice Hall PTR. Raffo, D., J. Settle, and W. Harrison, 1999, Investigating Financial Measures for Planning of Software IV&V, Portland State University Research Report #TR-99-05.

Similar presentations

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google