Download presentation

Presentation is loading. Please wait.

Published byGianna Carraway Modified about 1 year ago

1
NETWORK MODELS

2
2 Networks Physical Networks Road Networks Railway Networks Airline traffic Networks Electrical networks, e.g., the power grid Abstract networks organizational charts precedence relationships in projects Others?

3
NETWORK MODELS3 Network Overview Networks and graphs are powerful modeling tools. Most OR models have networks or graphs as a major aspect Each representation has its advantages Major purpose of a representation efficiency in algorithms ease of use

4
NETWORK MODELS4 Algorithms Discussed Minimal Spanning Tree Shortest route algorithm Maximum Flow Algorithm Minimum Cost Capacitated Network Critical Path Method

5
NETWORK MODELS5 Basic Definitions A graph or network is defined by two sets of symbols: Nodes: A set of points or vertices(call it V) are called nodes of a graph or network. Arcs: An arc consists of an ordered pair of vertices and represents a possible direction of motion that may occur between vertices. 12 Nodes 12 Arc

6
NETWORK MODELS6 Basic Definitions A network consists of nodes and arcs and the notation followed is N = {1,2,3,4} A = {(1,2), (1,3), (2,3), (2,4), (3,4)} 1 2 3 4

7
NETWORK MODELS7 Basic Definitions The flow in a network is limited by the capacity of arc (may be infinite also) An arc is said to be directed if the flow is allowed in only one direction. A path is a sequence of distinct branches that join two nodes regardless of direction of flow. A path forms a loop or cycle if it connects a node to itself. A directed loop or a circuit is a loop in which all the branches are oriented in the same direction. A connected network is such that every two distinct nodes are linked by at least one path. A spanning tree links all the nodes of the network with no loops allowed.

8
NETWORK MODELS8 Basic Definitions Path / Connected nodes Path :a collection of arcs formed by a series of adjacent nodes. The nodes are said to be connected if there is a path between them. Cycles / Trees / Spanning Trees Cycle : a path starting at a certain node and returning to the same node without using any arc twice. Tree : a series of nodes that contain no cycles. Spanning tree : a tree that connects all the nodes in a network ( it consists of n -1 arcs).

9
NETWORK MODELS9 Network model & LP Model Every network model has an underlying linear programming model For every node there is exactly one constraint For every arc there is one decision variable Xij, where i is the starting node and j is the ending node

10
NETWORK MODELS10 Minimal Spanning Tree This algorithm deals with linking the nodes of network, directly or indirectly, using the shortest length of connecting branches. Application are laying of roads, cables etc. The steps followed in solving the algorithm are as follows: Let N = {1,2,…n} be the set of nodes of the network and define C k = set of nodes that have been permanently connected at iteration k of the algorithm. Č k = set of nodes as yet to be connected permanently

11
NETWORK MODELS11 Minimal Spanning Tree Step 1 – Set C 0 = Ø and Č = N Step 2 – Start with any node i, in the unconnected set Č 0 and set C 1 = {i} which automatically renders Č 1 = N – {i} Now set k =2 General step k – Select a node j*, in the unconnected set Č k-1 that yields the shortest branch to a node in the connected set C k-1. Link j* permanently to C k-1 and remove it from Č k-1,that is, C k = C k-1 + {j*}, C k = Č k-1 – {j*} If the connected nodes Č k is empty, stop. Otherwise, set k=k+1 and repeat the step.

12
NETWORK MODELS12 EXAMPLE Example: The State University campus has five computers. The distances between computers are given in the figure below. What is the minimum length of cable required to interconnect the computers? Note that if two computers are not connected this is because of underground rock formations. 4 2 5 3 1 6 4 5 1 3 2 2 2 4

13
NETWORK MODELS13 Iteration 1 The algorithm starts at node 1, which gives C1 = {1} and Č1 = {2,3,4,5} The closest node is 2 and the MST will look like follows 4 2 5 3 1 6 4 5 1 3 2 2 2 4

14
NETWORK MODELS14 Iteration 2 Now C2 = {1,2} and Č2 = {3,4,5} Node 5 is 2 units away from 1 & 2, we may include any one. Let us select arc (1,5), we get the following MST 4 2 5 3 1 6 4 5 1 3 2 2 2 4

15
NETWORK MODELS15 Iteration 3 Now C3 = {1,2,5} and Č3 = {3,4} The next shortest node is 3, which is 2 units from 5. The network will be as follows 4 2 5 3 1 6 4 5 1 3 2 2 2 4

16
NETWORK MODELS16 Iteration 4 The next node 4 is 5 units away from node 4 and 5 units from node 3. Hence we select arc (5,4). The final iteration is as follows 4 2 5 3 1 6 4 5 1 3 2 2 2 4

17
NETWORK MODELS17 SHORTEST ROUTE PROBLEM Shortest route algorithm finds the shortest route between a source and destination in a transportation route. Applications can be equipment replacement, reliable route, pipeline routing etc. Algorithm discussed are Dijkstra’s & Floyd.

18
NETWORK MODELS18 LP Model for Shortest Route Objective = Minimize d ij X ij Decision Variables dij = distance between city i & city j

19
NETWORK MODELS19 DIJKSTRA’S ALGORITHM Algorithm starts from node i to node j using a specialised labeling method. Let ui be the shortest route from node 1 to node i and define dij (>0) as the length of arc (i, j). The label for node j is defined as [uj, i]= [ui + dij,i], dij>0 Node labels in the algorithm are temporary and permanent. Temporary label is replaced by permanent label after finding the shortest route.

20
NETWORK MODELS20 Step 1 – Label the source node 1 with the permanent label [0, -] Step 2 – Compute the temporary labels [ui + dij,i] for each node j that can be reached from node i, provided j is not labeled permanently. If node j is already labeled with [uj,k] through another node k and if ui + dij < uj then replace [uj,k] with [ui+dij,i]. If all the nodes have permanent labels then stop. otherwise select the label [ur,s] with the shortest distance (=ur) from amongst all the temporary labels and set i=r and repeat step i. DIJKSTRA’S ALGORITHM

21
NETWORK MODELS21 EXAMPLE – SHORTEST ROUTE 1 42 3 5 100 30 20 15 1050 60 Find out the shortest route from city 1 to each of the remaining four cities.

22
NETWORK MODELS22 EXAMPLE - SR Iteration 1 – Assign permanent label [0,-] to node 1. Nodes 2 & 3 can be reached from the permanently labeled node 1. The distances are 100 & 30. The labeling will be as follows NodeLabelStatus 1[0,-]Permanent 2[0+100,1] = [100,1]Temporary 3[0+30,1] = [30,1]Temporary Node 3 in the above table yields smallest value and hence its status is changed to permanent.

23
NETWORK MODELS23 EXAMPLE - SR Nodes 4 & 5 can be reached from node 3, and the new table looks as follows NodeLabelStatus 1[0,-]Permanent 2[0+100,1] = [100,1]Temporary 3[0+30,1] = [30,1]Permanent 4[30+10,3] = [40,3]Temporary 5[30+60,3] = [90,3]Temporary The above table shows that node 4 yields shortest distance hence its label is changed to permanent.

24
NETWORK MODELS24 EXAMPLE - SR Nodes 2 and 5 can be reached from node 4. The table is indicated below NodeLabelStatus 1[0,-]Permanent 2[40+15,4] = [55,4]Temporary 3[0+30,1] = [30,1]Permanent 4[30+10,3] = [40,3]Permanent 5[30+60,3] = [90,3] orTemporary [40+50,4] = [90,4]Temporary Node’s 2 temporary label was earlier [100,1]. In this iteration it is changed to [55,4] and hence can be made permanent. Node 5 has two alternatives. In the next iteration node 3 can be reached from Node 2, but since node 3 is already permanently marked. Hence process ends.

25
NETWORK MODELS25 Network Representation 1 3 5 2 4 [0,-] (1)[30,1] (1) [100,1] (1) [55,4] (3) [40,3] (2) [90,3] (2) [90,4] (3) 100 15 10 50 60 30 20

26
NETWORK MODELS26 Variations to Shortest Route We have solved one type of shortest route problem – between a origin and all points of the network. Other variations are: Between origin to destination. Between all origins and a single destination. Between a origin and a destination following a certain route. Between every point and every other point in the network. Constrained shortest path problems.

27
NETWORK MODELS27 Maximum Flow Problem The model is designed to reduce or eliminate bottlenecks between a certain starting point and some destination of a given network. A flow travels from a single source to a single sink over arcs connecting intermediate nodes. Each arc has a capacity that cannot be exceeded. Capacities need not be the same in each direction on an arc.

28
NETWORK MODELS28 Maximum Flow Problem Flow : the amount sent from node i to node j, over an arc that connects them. The following notation is used: X ij = amount of flow U ij = upper bound of the flow L ij = lower bound of the flow Directed/undirected arcs : when flow is allowed in one direction the arc is directed (marked by an arrow). When flow is allowed in two directions, the arc is undirected (no arrows). Adjacent nodes : a node (j) is adjacent to another node (i) if an arc joins node i to node j.

29
NETWORK MODELS29 Problem Definitions There is a source node (labeled 1), from which the network flow emanates. There is a terminal node (labeled n), into which all network flow is eventually deposited. There are n - 2 intermediate nodes (labeled 2, 3,…,n-1), where the node inflow is equal to the node outflow. There are capacities C ij for flow on the arc from node i to node j, and capacities C ji for the opposite direction. The objective is to find the maximum total flow out of node 1 that can flow into node n without exceeding the capacities on the arcs.

30
NETWORK MODELS30 EXAMPLE 1 2 3 4 5 7 6 40 10 20 40 15 20 30 10 20 The paths available are 1257, 1247, 12457, 1367, 1347, 13457, & 13467

31
NETWORK MODELS31 ENUMERATION METHOD If you consider the path 12457 then X24 arc has the least capacity 10. The other arcs can also take 10 units of flow. We allot this flow and then calculate the remaining capacities. Now we cannot select any path with 24 arc as we have consumed all capacity. We go for path 13467 and carry out above steps. The above method is too cumbersome and different starting paths yield different results. Hence we resort to an algorithm.

32
NETWORK MODELS32 ALGORITHM FOR MAX FLOW For a node j that receives flow from node ii we define a label [aj,i] where aj is the flow from node I to j. Step 1 – For all arcs (i,j) set the residual capacity to the initial capacity. (cij, cji) = (Cij, Cji). Let a1=infinity, and label source node 1 with [ ,-]. Set i=1 and go to next step. i j Cij Cji

33
NETWORK MODELS33 MAX FLOW Step 2 – Determine Si as the set of unlabeled nodes that can be reached directly from node I by arcs with positive residuals (that is cij>0 for all j€Si). If Si is not empty then go to step 3 else go to step 4. Step 3 – Determine k €Si such that cjk=max[cij]. Set ak = cjk and label node k with [ak,i]. If the sink node has been labeled (k=n) and a breakthrough path is found then go to step 5. Other wise set i=k and go to step 2.

34
NETWORK MODELS34 MAX FLOW Step 4 – Backtracking, If i=1 no further breakthroughs are possible; go to step 6. Otherwise let r be the node that has been labeled immediately before the current node i and remove ii from the set of nodes that are adjacent to r. Set i=r and go to step 2. Step 5 – Determination of residue network. Let Np={1,k1,k2..n} define the nodes of the pth breakthrough path from source 1 to sink n. Then the max flow along the path is computed as fp=min{a1, ak1, ak2, …akn}

35
NETWORK MODELS35 MAX FLOW Step 5 (contd) – The residual capacity of each arc along the breakthrough path is decreased by fp in the direction of flow and increased by fp in the reverse direction. For nodes I and j on the path, the residual flow is changed from the current (cij, cji) to (cij-fp, cji +fp) if the flow is from i to j and (cij +fp, cij –fp) if the flow is from j to i. Reinstate any nodes that were removed in step 4 and set i=1 and return to step 2 to attempt a new breakthrough path.

36
NETWORK MODELS36 MAX FLOW Step 6 – Given that m breakthrough paths have been determined, compute the maximal flow in the network as F = f1 + f2 + …fm Given that the initial and final residuals of arc (i,j) are given by (Cij, Cji) and (cij, cji), respectively, the optimal flow is computed as follows. Let ( , ) = (Cij-cij, Cji-cji). If >0, the optimal flow from i to j is . Otherwise, if >0, the optimal flow from j to i is . It is impossible to have both , positive.

37
NETWORK MODELS37 EXAMPLE Solved in class

38
NETWORK MODELS38 PERT / CPM CPM/PERT are fundamental tools of project management and are used for one of a kind, often large and expensive, decisions such as building docks, airports and starting a new factory. Such decisions can be described via mathematical models, but this is not essential. Some would argue that CPM/PERT is not a pure OR topic. CPM/PERT really falls into gray area that can be claimed by fields other than OR also.

39
NETWORK MODELS39 CPM & PERT Network models can be used as an aid in the scheduling of large complex projects that consist of many activities. CPM: If the duration of each activity is known with certainty, the Critical Path Method (CPM) can be used to determine the length of time required to complete a project. PERT: If the duration of activities is not known with certainty, the Program Evaluation and Review Technique (PERT) can be used to estimate the probability that the project will be completed by a given deadline.

40
NETWORK MODELS40 APPLICATIONS OF CPM/PERT Scheduling construction projects such as office buildings, highways and major construction projects. Developing countdown and “hold” procedure for the launching of space crafts Installing new computer systems Designing and marketing new products Completing corporate mergers Building ships

41
NETWORK MODELS41 PROJECT PLANNING & CONTROL Planning and Control are essential parts of Project Management. Project plans are prepared at different stages. At the concept & definition stage plans tell us scope, work tasks, responsibilities, schedules and budgets. During execution stage plans provide information about actual performance vs planned performance. Planning helps to reduce uncertainty of outcomes.

42
NETWORK MODELS42 To apply CPM and PERT, we need a list of activities that make up the project. The project is considered to be completed when all activities have been completed. For each activity there is a set of activities (called the predecessors of the activity) that must be completed before the activity begins. A project network is used to represent the precedence relationships between activities. In the following discussions the activities will be represented by arcs and the nodes will be used to represent completion of a set of activities (Activity on arc (AOA) type of network). 132 AB Activity A must be completed before activity B starts

43
NETWORK MODELS43 STEPS IN PERT /CPM Step 1 – Project planning & construction of network. Identify the various activities (work elements) to be performed. Develop a work breakdown structure. Determine the resources such as men, machines, material etc. Estimate the cost and time required for each WBS element. Specify the interrelationship between various activities. Develop the network diagram.

44
NETWORK MODELS44 Step 2 – Scheduling Estimate the duration of each activity in the most economical manner. Based on above prepare a network diagram showing the start and finish of all activities. Identify the critical path. Carry out resource smoothing or crashing of network. Step 3 – Project Control Refers to evaluating progress against plan. STEPS IN PERT /CPM

45
NETWORK MODELS45 BASIC NETWORK THEORY The CPM/PERT networks consists of two basic elements i.e. events and activities. Events represent the milestone for a project such as completion of an activity. Activities represent the operations of the project work. Events are represented as circles with labeling. Activities are represented by arrows with direction of the activity. Labeling included resource information etc.

46
NETWORK MODELS46 NETWORK REPRESENTATION We could have “Activity on Arrow (AOA)” or “Activity on Node (AON)” type of representation. We will follow AOA network. Rules for network drawing Node 1 represents the start of the project. An arc should lead from node 1 to represent each activity that has no predecessors. A node (called the finish node) representing the completion of the project should be included in the network. Number the nodes in the network so that the node representing the completion time of an activity always has a larger number than the node representing the beginning of an activity. An activity should not be represented by more than one arc in the network Two nodes can be connected by at most one arc. To avoid violating rules 4 and 5, it can be sometimes necessary to utilize a dummy activity that takes zero time.

47
NETWORK MODELS47 EXAMPLE A company is about to introduce a new product. A list of activities and the precedence relationships are given in the table below. Draw a project diagram for this project. ActivityPredecessorsDuration(days) A:train workers-6 B:purchase raw materials-9 C:produce product 1A, B8 D:produce product 2A, B7 E:test product 2D10 F:assemble products 1&2C, E12

48
NETWORK MODELS48 NETWORK DIAGRAM 1 65 42 3 A 6 B 9 Dummy D 7 E 10 Node 1 = starting node Node 6 = finish node C 8F 12

49
NETWORK MODELS49 CRITICAL PATH ANALYSIS Objective of CPA is to estimate the total project duration, and for project control. We need to estimate the following times Total completion time of the project. Earlier and latest time of each activity. Float for each activity Critical activities and critical path

50
NETWORK MODELS50 SOME TERMINOLOGIES Ei = Earliest occurrence time for an event i. Earliest time at which an event can occur without affecting the total project time. Li = Latest occurrence time for an event i. Latest time at which an event can occur without affecting the total project time. ESij = Earliest start time for an activity (i,j). LSij = Latest start time for an activity (i,j). EFij = Earliest Finish time for an activity (i,j) LFij = Latest finish time for an activity (i,j). tij = duration for activity (i,j)

51
NETWORK MODELS51 IMPORTANT DEFINITIONS Early Event Time: The early event time for node i, represented by ET(i), is the earliest time at which the event corresponding to node i can occur. Late Event Time: The late event time for node i, represented by LT(i), is the latest time at which the event corresponding to node i can occur without delaying the completion of the project.

52
NETWORK MODELS52 Computing Early Event Time To find the early event time for each node in the project network we follow the steps below: Find each prior event to node i that is connected by an arc to node i. These events are immediate predecessors of node i. To the ET for each immediate predecessor of the node i add the duration of the activity connecting the immediate predecessor to node i. E(i) equals the maximum of the sums computed in previous step.

53
NETWORK MODELS53 Computing Early Time (Forward Pass) Set the earliest occurrence time of initial event 1 to zero E1 = 0, i=1. Calculate earliest start time for each activity that begins at event i. This is equal to the earliest occurrence time of event i (tail event) ESij = Ei, for all activities (i,j) starting at event i. Calculate earliest finish time for each activity that begins at event i. This is equal to the earliest start time of the activity plus the duration of the activity. EFij = Esij + tij = Ei + tij, for all activities (i,j) starting at event i. Proceed to the next event j, j>i. Calculate the earliest occurrence time for the event j. This is the maximum of the earliest finish times of all activities ending into that event Ej = max {EFij} = max {Ei + tij} for all immediate predecessor activities. If j=N, the end event, then the earliest finish time for the project is En= Max{EFij} = max {En-1 + tij}

54
NETWORK MODELS54 EXAMPLE 3 4 5 6 8 4 3 Computing ET(i). We start with the beginning node ET(1)=0 (The starting node is always 0) Let’s say ET(3)=6 ET(4)=8, ET(5)=10 ET(6)=14

55
NETWORK MODELS55 Computing Late Event Time To compute LT(i) we begin with the finish node and go backwards and we follow the steps below: Find each node that occurs after node i and is connected to node i by an arc. These events are immediate successors of node i. From the LT for each immediate successor to node i subtract the duration of the activity joining the successor the node i. LT(i) is the smallest of the differences determined in previous step.

56
NETWORK MODELS56 Computing Latest Time (Backward Pass) Set the latest occurrence time of last event equal to its earliest occurrence time (from forward pass), Ln = En. Calculate the latest finish time of each activity which ends at event j. This is equal to the latest occurrence time of final event, LFij = Li for all activities (i,j) ending at event j. Calculate the latest start time of all activities ending at j. It is obtained by subtracting the duration of the activity from the latest finish time of the activity. LFij = Lj, LSij = LFij – tij = Lj – tij for all activities (i,j) ending at event j. Proceed backward to the event in the sequence. Calculate the latest occurrence time of event i, i

57
NETWORK MODELS57 EXAMPLE Let’s compute LT(I)’s for the example: From the graph we know that the late completion time for node 6 is 38. Since node 6 is the only immediate successor of node 6, LT(5)=LT(6)-12=26. Same way LT(4)= LT(5)- 10=16. Nodes 4 and 5 are the immediate successors of node 3. Thus;

58
NETWORK MODELS58 FLOAT Event Slack (Float) – The slack (float) for an event is the difference between the latest occurrence time Li and its earliest occurrence time Ei. Activity Floats Total Float Free Float Independent Float

59
NETWORK MODELS59 TIME DURATION Event times Earliest event time for event j is T E j = max(T E i + tij) Latest Allowable occurrence time for event i is given as T L i = min(T L j - tij) Activity Time durations Earliest start time EST for activity ij is T E i Earliest finish time EFT for an activity ij is T E i + tij Latest start time LST for an activity ij is T L j - tij Latest finish time LFT for an activity ij is T L j

60
NETWORK MODELS60 TOTAL FLOAT For an arbitrary arc representing activity (i,j), the total float, represented by TF(i,j), of the activity represented by (i,j) is the amount by which the starting time of activity (i,j) could be delayed beyond its earliest possible starting time without delaying the completion of the project (assuming no other activities are delayed). It is the difference between the time available to perform the activity (measured from the earliest start time to the latest finish time) and the expected completion of the activity. TF ij = (Lj – Ei) – tij. = LSij – ESij = LFij – EFij.

61
NETWORK MODELS61

62
NETWORK MODELS62 FREE FLOAT Free float is the amount by which the starting time of the activity corresponding to arc(i,j) can be delayed without delaying the start of any later activity beyond the earliest possible starting time. In the total float we considered the a particular activity wrt to its earliest start and finish times. However in Total float we wish to know the float available with an activity which will not cause any delay for the successor activities. FFij = (Ej-Ei) – tij = Min {Esij, for all immediate successors of (i,j)}- EFij.

63
NETWORK MODELS63

64
NETWORK MODELS64 INDEPENDENT FLOAT Independent float gives an idea of the excess time that exists if the preceding activity ends as late as possible and the succeeding activity starts as early as possible. It is the amount of time by which it is possible to delay the completion of an activity so that it neither affects its predecessor nor the successor activities. IFij = (Ej – Li) – tij = (ESij – LSij) – tij The negative value of independent float is considered as zero.

65
NETWORK MODELS65 Some Comments on Float Latest occurrence time of an event is always greater than or equal to its earliest occurrence time (Li > Ei), TFij > (Ej – Ei) – tij or TFij > FFij. The above implies that the value of free float may range from 0 to TF and can never exceed TF. If TF is negative then resources are not adequate. If TF is zero then resources are just adequate. If TF is positive then resources are in excess.

66
NETWORK MODELS66 CRITICAL PATH An activity with a total float of zero is a critical activity A path from node 1 to the finish node that consists entirely of critical activities is called a critical path. The length of the critical path is the sum of the individual times of all activities lying on it and defines the minimum time required to complete the project. On critical path Ej – Ei = Lj – Li = tij.

67
NETWORK MODELS67 Calculations

68
NETWORK MODELS68 FLOAT CALCULATIONS

69
NETWORK MODELS69 PERT CPM assumes that the duration of each activity is known with certainty. For many projects, this is clearly not applicable. PERT is an attempt to correct this shortcoming of CPM by modeling the duration of each activity as a random variable. For each activity, PERT requires that the project manager estimate the following three quantities: a : estimate of the activity’s duration under the most favorable conditions (Optimistic time to) b : estimate of the activity’s duration under the least favorable conditions (pessimistic time tp) m : most likely value for the activity’s duration (tm)

70
NETWORK MODELS70 TIME DURATION OF ACTIVITY Let T ij be the duration of activity (i,j). PERT requires the assumption that T ij follows a beta distribution. It is important to realize that it can approximate a wide range of random variables, including many positively skewed, negatively skewed, and symmetric random variables. According to this assumption, it can be shown that the mean and variance of T ij may be approximated by

71
NETWORK MODELS71 PROJECT COMPLETION TIME Project completion is subject to probability as we have three times for each activity. Probability distribution of project completion can be approximated by Normal distribution. Probability of completing a project in scheduled time Ts is given by

72
NETWORK MODELS72 EXAMPLE Determine the following: 1.Expected task times and their variances. 2.The earliest and latest expected times to reach the event. 3.The critical path 4.The probability of an event occurring at the proposed completion date if the original contract time of completing the project is 41.5 weeks. 5.The duration of the project that will have 95 % chance of being completed.

73
NETWORK MODELS73 NETWORK 1 2 5 36 4 7

74
NETWORK MODELS74 Calculation of expected time

75
NETWORK MODELS75

76
NETWORK MODELS76 Solution The critical path is 1 – 4 – 7 The last event will occur only after 42.8 weeks. The variance of critical path length is 5.429 + 0.694 = 6.123 It is given that Ts (scheduled time) = 41.5, Te = 42.8 and e = sqrt (6.123) = 2.474 Therefore probability of meeting scheduled time is given by The probability of the project can be completed in less than or equal to 41.5 weeks is 0.30. In other words, the probability that will get delayed beyond 41.5 weeks is 0.70

77
NETWORK MODELS77 PROJECT CRASHING Project completion can be reduced by crashing the normal completion time of activities. This will involve extra budget. There is a trade off between time reduction and extra budget. After certain limit the project cost may actually increase beyond economical measures. An optimum point can be found based on the direct and indirect costs of the project.

78
NETWORK MODELS78 Project Cost Model Cost rises if project is crashed Min Cost Optimum duration Cost rises if project is crashed Total Cost

79
NETWORK MODELS79 Crash Cost Normal time is the standard time that an estimator would usually allow for an activity. Crash Time is the minimum possible time in which an activity can be completed by employing extra resources. Normal cost is the direct cost required to complete activity in normal duration. Crash cost is the direct cost corresponding to crash time.

80
NETWORK MODELS80 Crash Cost Approximation Direct Cost Cc Cn Crash DurationNormal Duration

81
NETWORK MODELS81 Steps in Crashing Project Step 1 – Determine the normal project completion time and associated critical path for the following cases When all activities are completed with their normal time. This provides the starting point for crashing analysis. When all activities are crashed. This provides the stopping point for crashing analysis. Step 2 - Identify critical activities and compute the cost slope for each of these by using the relationship Cost slope = crash cost – normal cost/ crash time- normal time.

82
NETWORK MODELS82 Step 3 – For reducing total project time, identify and crash an activity time on the critical path with the lowest cost slope value to the point where another path in the network becomes critical The activity has been crashed to its lowest possible time. Step 4 – If the critical path under crashing is still critical, return to step 3. However, if due to crashing of an activity in step 3, other path(s) in the network also becomes critical, then identify and crash the activity(s) on the critical path(s) with the minimum joint cost slope. Terminate the procedure when each critical activity has been crashed to its lower possible time. Determine the total project cost corresponding to different project duration. Steps in Crashing Project

83
NETWORK MODELS83 Example

84
NETWORK MODELS84 Network 12 56 3 4 7 8 E1=0 L1=0 E2=3 L2=3 E3=6 L3=7 E4=10 L4=12 E5=12 L5=12 E6=18 L6=18 E8=32 L8=32 E7=22 L7=22 3 9 7 6 3 5 4 10 13 0 The critical path is 1-2-5-6-7-8 and the normal duration is 32 weeks

85
NETWORK MODELS85 Float Calculation

86
NETWORK MODELS86

Similar presentations

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google