Download presentation

Presentation is loading. Please wait.

Published byMeagan Dwyer Modified over 2 years ago

1
NEW TOWN HEIGHTS DLF – KAKKANAD WORK PROGRESS REPORT FOR THE MONTH OF MAY 2011 Click to proceed……..

2
Dear Sir, We are glad to inform you that the construction activities are in full swing at New Town Heights DLF – Kakkanad, in all the launched towers. Please find below the Tower wise progress report. Tower 6 / Block N 17 th floor slab shuttering work in Progress. Block work progressing on the 10 th floor. Ceiling plastering progressing on the 5 th floor. Tower 6 / Block P 17 th to 18 th floor slab column raising in progress. Block work in progress on the 11 th floor. Ceiling plastering progressing on the 3 rd floor Tower 6 / Block Q 18 th floor slab casting in progress. Block work in progress on the 11 th floor. Ceiling plastering progressing on the 5 th floor. Tower 5 / Block K 16 th floor slab shuttering in progress. Block work in progress on the 6 th floor. Ceiling plastering progressing on the 9 th floor. Tower 5 / Block L 15 th floor slab casting in progress. Block work in progress on the 7 th floor. Ceiling plastering in progress on the 9 th floor. Tower 5 / Block M 15 th floor slab shuttering in progress. Block work in progress on the 7 th floor. Ceiling plastering progressing on the 8 th floor.

3
Tower 4 / Block H Ground to 1 st floor column raising in progress. Tower 4 / Block J 2 nd floor slab shuttering work in progress. Tower 3 / Block G 16 th floor slab shuttering work in progress. Block work progressing on the 3 rd floor. Ceiling Plastering in progress on the 3 rd floor. Tower 2a / Block D 9 th to 10 th floor column raising in progress. Block work in progress on the 3 rd floor. Ceiling plastering work in progress on the ground floor. Tower 2b / Block E 6 th to 7 th floor column raising in progress. Block work in progress on the ground floor. Ceiling plastering in progress on the 2 nd level podium floor. Tower 2b / Block F 7 th floor slab shuttering in progress. Block work in progress on the 2 nd floor. Ceiling plastering in progress on the 1 st floor.

4
Tower 1 / Block A 16 th floor slab casting completed. Block work progressing on the 8 th floor. Ceiling Plastering in progress on the 7 th floor. Tower 1 / Block B 18 th floor slab casting completed. Block work progressing on the 10 th floor. Ceiling plastering work in progress on the 8 th floor. Tower 1 / Block C 12 th to 13 th floor column raising in progress. Block work progressing on the 5 th floor. We are also attaching the site progress photographs along with this.

5
TOWER 6 Block work 10 th floor in Progress. Ceiling Plastering 5 th Floor in Progress. Block work 11 th floor in Progress. Ceiling Plastering 3 rd floor in Progress Block work 11 th floor in Progress. Ceiling Plastering 5 th floor in Progress Block –Q 18 th Floor Slab Reinforcement work in Progress Block –P 17 th to 18 th floor Column Raising in Progress Block –N 17 th Floor Slab Shuttering in Progress

6
Tower 5 Block –K, 16 th floor slab Shuttering & Reinforcement work in Progress Block –L, 15 th Floor slab reinforcement work is in Progress Block work 7 th floor in Progress. Ceiling Plastering 9 th floor in Progress Block work 6 th floor in Progress. Ceiling Plastering 9 th floor in Progress Block work 7 th floor in Progress. Ceiling Plastering 8 th floor in Progress Block –M 15 th Floor Slab Shuttering work in Progress

7
TOWER -4 (Block H) Block –H Ground floor to 4 th floor Column Raising in Progress

8
TOWER 4-(Block J) Block –J 2 nd floor Slab Shuttering work in Progress

9
TOWER-3 (Block G) Block work 3 rd floor is in Progress & Ceiling Plastering 3rd Floor in Progress Block G 16 th floor slab shuttering work in Progress

10
Tower -2a(Block D) Block work 3rd floor is in Progress & Ceiling Plastering Ground Floor in Progress Block –D 9 th to 10 th floor Column Raising in Progress

11
Tower -2b(Block E) Block –E 6 th to 7 th floor Column Raising in Progress. Block work Ground floor is in Progress & Ceiling Plastering 2 nd level podium Floor in Progress

12
Tower -2b(Block F) Block –F 7 th Floor Slab Shuttering work in Progress Block work 2 nd floor is in Progress & Ceiling Plastering 1 st Floor in Progress

13
TOWER 1 Block –C 12 th to 13 th Floor column raising in progress Block –B 18 th Floor Slab casting completed. Block –A 16 th floor slab casting completed Block work 8 th floor in Progress. Ceiling Plastering 7 th Floor In Progress Block work 10 th floor in Progress. Ceiling Plastering 8 th Floor In Progress Block work 5th Floor in Progress

14
Block –Q 1 st level podium Slab Completed Block –E & F Podium Pile cap work completed & column raising is in Progress

15
MARKETING OFFICE -MODEL FLAT Signature Tower Model Flat Partition Wall & False Ceiling Work in Progress Tower 2 Model Flat Partition Wall & False ceiling Work in Progress

16
THANK YOU

Similar presentations

OK

The Towers at the City College of New York Robin Scaramastro - Structural Option - Advisor: Dr. Memari Senior Thesis Final Presentation – Spring 2007.

The Towers at the City College of New York Robin Scaramastro - Structural Option - Advisor: Dr. Memari Senior Thesis Final Presentation – Spring 2007.

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Ppt on different types of dresses in india Ppt on geography of world Ppt on tourism in pakistan Ppt on sikkim culture and tradition Ppt on solar system for class 8 Ppt on classical economics school Ppt on polytene chromosomes Ppt on waxes definition Ppt on marketing class 12 Ppt on the road not taken robert