Download presentation

Presentation is loading. Please wait.

Published byJesse Kitchens Modified over 3 years ago

1
© J. Christopher Beck 20051 Lecture 7: Shifting Bottleneck

2
© J. Christopher Beck 2005 2 Outline Shifting Bottleneck Heuristic Simplified version using example 5.4.2 Full version using example 5.4.2 Try it yourself on the “cut out” JSP

3
© J. Christopher Beck 2005 3 Shifting Bottleneck Pick most loaded resource Find optimal one-machine schedule Pick next most loaded resource Find optimal one-machine schedule consistent with previous one-machine schedules (This is a bit simplified)

4
© J. Christopher Beck 2005 4 Example 5.4.2, p. 89 JSP, min C max J1 J2 J3 10848 3 56 4 7 3 JobsMachinesProcessing times 11,2,3p 11 =10, p 21 =8, p 31 =4 22,1,4,3p 22 =8, p 12 =3, p 42 =5, p 32 =6 31,2,4p 13 =4, p 23 =7, p 43 =3 M1 M2 M4 M3

5
© J. Christopher Beck 2005 5 Simplified Shifting Bottleneck Heuristic (SSBH) M = set of all machines M0 = set of “already scheduled” machines Initially M0 is empty

6
© J. Christopher Beck 2005 6 SSBH Step 1 Find release date and due date of each operation Remove all sequence constraints among activities in M – M0, use CPM to find CP and min. start time, max. end time for each activity Since M0 is initially empty, we only have “conjunctive arcs”

7
© J. Christopher Beck 2005 7 SSBH Step 1: Find C max (M0) 10848 3 56 4 7 3 J1 J2 J3 1084 8 3 56 4 7 3 C max (M0) 022 NOTE: This is a job-based Gantt chart

8
© J. Christopher Beck 2005 8 SSBH Step 1: Find Release & Due Dates (CPM) J1 J2 J3 1084 8 3 56 4 7 3 C max (M0) 022 [16 22] J1 J2 J3 1084 8 3 56 4 7 3 [0 10][10 18][18 22] [0 8][8 11][11 16] [0 12][4 19][11 22]

9
© J. Christopher Beck 2005 9 SSBH Step 2: Find Optimal 1- Machine Schedules Using release and due dates, min. L max [16 22] M1 M2 M3 10848 3 56 4 7 3 [0 10] [10 18] [18 22] [0 8] [8 11] [11 16] [0 12] [4 19] [11 22] M4 J2J1J3 10 3 4 L max (1) = 5 01013 887 J2 J3J1 L max (2) = 5 0815 46 L max (3) = 4 1622 5 3 1116 L max (4) = 0 L j = C j – d j L max = max(L j )

10
© J. Christopher Beck 2005 10 SSH Step 3: Add Machine to M0 Pick machine with highest L max Use sequence found in Step 2 L max (1) = L max (2) = 5 Arbitrarily choose to add machine 1

11
© J. Christopher Beck 2005 11 SSHB Step 4: (SKIPPED) Step 4 from SHB is skipped in the Simplified SSHB

12
© J. Christopher Beck 2005 12 SSHB Step 5: Termination M0 ≠ M so goto Step 1

13
© J. Christopher Beck 2005 13 SSHB Overview Step 1: Find C max (M0), release, and due dates Step 2: Find optimal 1-machine schedules Step 3: Add machine to M0 Step 4: (SKIPPED) Step 5: If M = M0, done. Else goto 1

14
© J. Christopher Beck 2005 14 8 J2 6 5 SSHB Step 1 (Iteration 2) M0 = {M1} Find C max (M0) = 27, find release & due dates M1 M2 M4 M3 10 3 4 8 J1 4 3 7 J3 [18 27] M3 4 6 [18 27] 5 3 [13 21][24 27] M4 M2 8 8 7 [10 23] [0 10] [17 24] J2J1J3

15
© J. Christopher Beck 2005 15 SSBH Step 2 (Iteration 2): Find Optimal 1-M Schedules Using release and due dates, min. L max 46 L max (3) = 1 1824 5 3 1324 L max (4) = 0 [18 27] M3 4 6 [18 27] 5 3 [13 21][24 27] M4 M2 8 8 7 [10 23] [0 10] [17 24] J2J1J3 88 7 J2 J3 J1 L max (2) = 1 0818 10

16
© J. Christopher Beck 2005 16 SSH Step 3 (Iteration 2): Add Machine to M0 Pick machine with highest L max Use sequence found in Step 2 L max (2) = L max (3) = 1 Arbitrarily choose to add machine 2

17
© J. Christopher Beck 2005 17 SSHB Step 4 (Iteration 2): (SKIPPED) Step 4 from SHB is skipped in the Simplified SSHB

18
© J. Christopher Beck 2005 18 SSHB Step 5: Termination M0 ≠ M so goto Step 1

19
© J. Christopher Beck 2005 19 8 J2 6 5 SSHB Step 1 (Iteration 3) M0 = {M1, M2} Find C max (M0) = 28, find release & due dates M1 M2 M4 M3 10 3 4 8 J1 4 3 7 J3 [18 28] M3 4 6 [18 28] 5 3 [13 22][25 28] M4

20
© J. Christopher Beck 2005 20 SSBH Step 2 (Iteration 3): Find Optimal 1-M Schedules Using release and due dates, min. L max 46 L max (3) = 0 1824 5 3 1324 L max (4) = 0 [18 28] M3 4 6 [18 28] 5 3 [13 22][25 27] M4

21
© J. Christopher Beck 2005 21 SSH Step 3 (Iteration 2): Add Machine to M0 L max (3) = L max (4) = 0 So you actually have a final schedule by adding sequences from Step 2 8 J2 6 5 M1 M2 M4 M3 10 3 4 8 J1 4 3 7 J3

22
© J. Christopher Beck 2005 22 SSHB Step 4 (Iteration 2): (SKIPPED) Step 4 from SHB is skipped in the Simplified SSHB

23
© J. Christopher Beck 2005 23 SSHB Step 5: Termination M0 ≠ M so STOP

24
© J. Christopher Beck 2005 24 SSHB Overview Step 1: Find C max (M0), release, and due dates Step 2: Find optimal 1-machine schedules Step 3: Add machine to M0 Step 4: (SKIPPED) Step 5: If M = M0, done. Else goto 1

25
© J. Christopher Beck 2005 25 SHB Overview Step 1: Find C max (M0), release, and due dates Step 2: Find optimal 1-machine schedules Step 3: Add machine to M0 Step 4: Resequence machines M0 (except for new one) Step 5: If M = M0, done. Else goto 1

26
© J. Christopher Beck 2005 26 SHB Step 4 Let Mi be the most recently added resource to set M0 For each resource Mj in M0 \ {Mi} Define single machine problem using sequence in M0 \ {Mj} If resequencing results in better solution, keep new sequence

27
© J. Christopher Beck 2005 27 SSHB & SHB on Cut Out JSP Run SSHB & SHB on “cut out” JSP that we have been used in previous lectures Activities Jobs1234 1M1, 9M2, 8M3, 4M4, 4 2M1, 5M2, 6M4, 3M3, 6 3M3, 10M1, 4M2, 9M4, 2 Opt = 33

Similar presentations

OK

Engineering Management Tidbits! © Washington State University-20101 James R. Holt, Ph.D., PE Professor Engineering.

Engineering Management Tidbits! © Washington State University-20101 James R. Holt, Ph.D., PE Professor Engineering.

© 2018 SlidePlayer.com Inc.

All rights reserved.

Ads by Google

Best ppt on forest society and colonialism in india Ppt on group decision making techniques Maths ppt on exponents and powers Ppt on event management business plan Morphological opening ppt on mac Ppt on p&g products Ppt on acid-base titration formula Ppt on types of ram and rom Free download ppt on work energy and power Training ppt on time management