Download presentation

Presentation is loading. Please wait.

Published byChase Coyle Modified over 3 years ago

1
14-1 Chapter 14 Risk and Managerial (Real) Options in Capital Budgeting © Pearson Education Limited 2004 Fundamentals of Financial Management, 12/e Created by: Gregory A. Kuhlemeyer, Ph.D. Carroll College, Waukesha, WI

2
14-2 After studying Chapter 14, you should be able to: u Define the "riskiness" of a capital investment project. u Understand how cash-flow riskiness for a particular period is measured, including the concepts of expected value, standard deviation, and coefficient of variation. u Describe methods for assessing total project risk, including a probability approach and a simulation approach. u Judge projects with respect to their contribution to total firm risk (a firm-portfolio approach). u Understand how the presence of managerial (real) options enhances the worth of an investment project. u List, discuss, and value different types of managerial (real) options.

3
14-3 Risk and Managerial (Real) Options in Capital Budgeting u The Problem of Project Risk u Total Project Risk u Contribution to Total Firm Risk: Firm-Portfolio Approach u Managerial (Real) Options u The Problem of Project Risk u Total Project Risk u Contribution to Total Firm Risk: Firm-Portfolio Approach u Managerial (Real) Options

4
14-4 An Illustration of Total Risk (Discrete Distribution) ANNUAL CASH FLOWS: YEAR 1 PROPOSAL A ProbabilityCash Flow State Probability Cash Flow Deep Recession.05 $ -3,000 Mild Recession.25 1,000 Normal.40 5,000 Minor Boom.25 9,000 Major Boom.05 13,000 ANNUAL CASH FLOWS: YEAR 1 PROPOSAL A ProbabilityCash Flow State Probability Cash Flow Deep Recession.05 $ -3,000 Mild Recession.25 1,000 Normal.40 5,000 Minor Boom.25 9,000 Major Boom.05 13,000

5
14-5 Probability Distribution of Year 1 Cash Flows.40.05.25 Probability -3,000 1,000 5,000 9,000 13,000 Cash Flow ($) Proposal A

6
14-6 CF 1 P 1 CF 1 )(P 1 ) CF 1 P 1 (CF 1 )(P 1 ) $ -3,000.05 $ -150 1,000.25 250 5,000.40 2,000 9,000.25 2,250 13,000.05 650 1.00 CF 1 $5,000 =1.00 CF 1 =$5,000 CF 1 P 1 CF 1 )(P 1 ) CF 1 P 1 (CF 1 )(P 1 ) $ -3,000.05 $ -150 1,000.25 250 5,000.40 2,000 9,000.25 2,250 13,000.05 650 1.00 CF 1 $5,000 =1.00 CF 1 =$5,000 Expected Value of Year 1 Cash Flows (Proposal A)

7
14-7 CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) 2 (.05) $ -150 ( -3,000 - 5,000) 2 (.05) 2 (.25) 250 ( 1,000 - 5,000) 2 (.25) 2 (.40) 2,000 ( 5,000 - 5,000) 2 (.40) 2 (.25) 2,250 ( 9,000 - 5,000) 2 (.25) 2 (.05) 650 (13,000 - 5,000) 2 (.05) $5,000 CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) 2 (.05) $ -150 ( -3,000 - 5,000) 2 (.05) 2 (.25) 250 ( 1,000 - 5,000) 2 (.25) 2 (.40) 2,000 ( 5,000 - 5,000) 2 (.40) 2 (.25) 2,250 ( 9,000 - 5,000) 2 (.25) 2 (.05) 650 (13,000 - 5,000) 2 (.05) $5,000 Variance of Year 1 Cash Flows (Proposal A)

8
14-8 Variance of Year 1 Cash Flows (Proposal A) CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 *(P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 *(P 1 ) $ -150 3,200,000 250 4,000,000 2,000 0 2,250 4,000,000 650 3,200,000 $5,000 14,400,000 CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 *(P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 *(P 1 ) $ -150 3,200,000 250 4,000,000 2,000 0 2,250 4,000,000 650 3,200,000 $5,000 14,400,000

9
14-9 Summary of Proposal A standard deviation $3,795 The standard deviation = SQRT (14,400,000) = $3,795 expected cash flow $5,000 The expected cash flow = $5,000 Coefficient of Variation (CV) = $3,795 / $5,000 = 0.759 CV is a measure of relative risk and is the ratio of standard deviation to the mean of the distribution.

10
14-10 An Illustration of Total Risk (Discrete Distribution) ANNUAL CASH FLOWS: YEAR 1 PROPOSAL B ProbabilityCash Flow State Probability Cash Flow Deep Recession.05 $ -1,000 Mild Recession.25 2,000 Normal.40 5,000 Minor Boom.25 8,000 Major Boom.05 11,000 ANNUAL CASH FLOWS: YEAR 1 PROPOSAL B ProbabilityCash Flow State Probability Cash Flow Deep Recession.05 $ -1,000 Mild Recession.25 2,000 Normal.40 5,000 Minor Boom.25 8,000 Major Boom.05 11,000

11
14-11 Probability Distribution of Year 1 Cash Flows.40.05.25 Probability -3,000 1,000 5,000 9,000 13,000 Cash Flow ($) Proposal B

12
14-12 Expected Value of Year 1 Cash Flows (Proposal B) CF 1 P 1 CF 1 )(P 1 ) CF 1 P 1 (CF 1 )(P 1 ) $ -1,000.05 $ -50 2,000.25 500 5,000.40 2,000 8,000.25 2,000 11,000.05 550 1.00 CF 1 $5,000 =1.00 CF 1 =$5,000 CF 1 P 1 CF 1 )(P 1 ) CF 1 P 1 (CF 1 )(P 1 ) $ -1,000.05 $ -50 2,000.25 500 5,000.40 2,000 8,000.25 2,000 11,000.05 550 1.00 CF 1 $5,000 =1.00 CF 1 =$5,000

13
14-13 CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) 2 (.05) $ -50 ( -1,000 - 5,000) 2 (.05) 2 (.25) 500 ( 2,000 - 5,000) 2 (.25) 2 (.40) 2,000 ( 5,000 - 5,000) 2 (.40) 2 (.25) 2,000 ( 8,000 - 5,000) 2 (.25) 2 (.05) 550 (11,000 - 5,000) 2 (.05) $5,000 CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) 2 (.05) $ -50 ( -1,000 - 5,000) 2 (.05) 2 (.25) 500 ( 2,000 - 5,000) 2 (.25) 2 (.40) 2,000 ( 5,000 - 5,000) 2 (.40) 2 (.25) 2,000 ( 8,000 - 5,000) 2 (.25) 2 (.05) 550 (11,000 - 5,000) 2 (.05) $5,000 Variance of Year 1 Cash Flows (Proposal B)

14
14-14 Variance of Year 1 Cash Flows (Proposal B) CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) $ -50 1,800,000 500 2,250,000 2,000 0 2,000 2,250,000 550 1,800,000 $5,000 8,100,000 CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) (CF 1 )(P 1 ) (CF 1 - CF 1 ) 2 (P 1 ) $ -50 1,800,000 500 2,250,000 2,000 0 2,000 2,250,000 550 1,800,000 $5,000 8,100,000

15
14-15 Summary of Proposal B B < A ($2,846< $3,795), so B is less risky than A. The standard deviation of B < A ($2,846< $3,795), so B is less risky than A. The coefficient of variation of B < A (0.569<0.759), so B has less relative risk than A. standard deviation $2,846 The standard deviation = SQRT (8,100,000) = $2,846 expected cash flow $5,000 The expected cash flow = $5,000 Coefficient of Variation (CV) = $2,846 / $5,000 = 0.569

16
14-16 Total Project Risk Projects have risk that may change from period to period. Projects are more likely to have continuous, rather than discrete distributions. Cash Flow ($) 123 1 2 3 Year

17
14-17 Probability Tree Approach A graphic or tabular approach for organizing the possible cash-flow streams generated by an investment. The presentation resembles the branches of a tree. Each complete branch represents one possible cash-flow sequence.

18
14-18 Probability Tree Approach initial cost $900 Year 1 Basket Wonders is examining a project that will have an initial cost today of $900. Uncertainty surrounding the first year cash flows creates three possible cash-flow scenarios in Year 1. -$900

19
14-19 Probability Tree Approach $1,200 Node 1: 20% chance of a $1,200 cash-flow. $450 Node 2: 60% chance of a $450 cash-flow. -$600 Node 3: 20% chance of a -$600 cash-flow. -$900 $1,200 (.20) $1,200 -$600 (.20) -$600 $450 (.60) $450 Year 1 1 2 3

20
14-20 Probability Tree Approach Year 2 branch Each node in Year 2 represents a branch of our probability tree. conditional probabilities The probabilities are said to be conditional probabilities. -$900.20$1,200 (.20) $1,200.20-$600 (.20) -$600 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 500 (.10) $ 500 -$ 100 (.50) -$ 100 -$ 700 (.40) -$ 700 Year 2

21
14-21 Joint Probabilities [P(1,2)].02 Branch 1.12 Branch 2.06 Branch 3.21 Branch 4.24 Branch 5.15 Branch 6.02 Branch 7.10 Branch 8.08 Branch 9 -$900.20$1,200 (.20) $1,200.20-$600 (.20) -$600 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 500 (.10) $ 500 -$ 100 (.50) -$ 100 -$ 700 (.40) -$ 700 Year 2

22
14-22 Project NPV Based on Probability Tree Usage risk-free The probability tree accounts for the distribution of cash flows. Therefore, discount all cash flows at only the risk-free rate of return. NPV for branch i The NPV for branch i of the probability tree for two years of cash flows is NPV i P i NPV = (NPV i )(P i ) NPV i NPV i = CF 1 R f 1 (1 + R f ) 1 R f 2 (1 + R f ) 2 CF 2 ICO - ICO + i = 1 z

23
14-23 NPV for Each Cash-Flow Stream at 5% Risk-Free Rate $ 2,238.32 $ 1,331.29 $ 1,059.18 $ 344.90 $ 72.79 -$ 199.32 -$ 1,017.91 -$ 1,562.13 -$ 2,106.35 -$900.20$1,200 (.20) $1,200.20-$600 (.20) -$600 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 500 (.10) $ 500 -$ 100 (.50) -$ 100 -$ 700 (.40) -$ 700 Year 2

24
14-24 NPV on the Calculator Remember, we can use the cash flow registry to solve these NPV problems quickly and accurately!

25
14-25 Actual NPV Solution Using Your Financial Calculator Solving for Branch #3: Step 1:PressCF key Step 2:Press2 nd CLR Workkeys Step 3: For CF0 Press -900 Enter keys Step 4: For C01 Press 1200 Enter keys Step 5: For F01 Press 1 Enter keys Step 6: For C02 Press 900 Enter keys Step 7: For F02 Press 1 Enter keys

26
14-26 Actual NPV Solution Using Your Financial Calculator Solving for Branch #3: Step 8: Press keys Step 9: PressNPV key Step 10: For I=, Enter 5Enter keys Step 11: PressCPT key Result:Net Present Value = $1,059.18 You would complete this for EACH branch!

27
14-27 Calculating the Expected Net Present Value (NPV) NPV i Branch NPV i Branch 1 $ 2,238.32 Branch 2 $ 1,331.29 Branch 3 $ 1,059.18 Branch 4 $ 344.90 Branch 5 $ 72.79 Branch 6 -$ 199.32 Branch 7 -$ 1,017.91 Branch 8-$ 1,562.13 Branch 9 -$ 2,106.35 P(1,2) NPV i P(1,2) P(1,2) NPV i * P(1,2).02 $ 44.77.12 $159.75.06 $ 63.55.21 $ 72.43.24 $ 17.47.15 -$ 29.90.02 -$ 20.36.10 -$156.21.08 -$168.51 Expected Net Present Value -$ 17.01 Expected Net Present Value = -$ 17.01

28
14-28 Calculating the Variance of the Net Present Value NPV i NPV i $ 2,238.32 $ 1,331.29 $ 1,059.18 $ 344.90 $ 72.79 -$ 199.32 -$ 1,017.91 -$ 1,562.13 -$ 2,106.35 P(1,2) (NPV i NPVP(1,2) P(1,2) (NPV i - NPV ) 2 [P(1,2)].02 $ 101,730.27.12 $ 218,149.55.06 $ 69,491.09.21 $ 27,505.56.24 $ 1,935.37.15 $ 4,985.54.02 $ 20,036.02.10 $ 238,739.58.08 $ 349,227.33 Variance $1,031,800.31 Variance = $1,031,800.31

29
14-29 Summary of the Decision Tree Analysis standard deviation $1,015.78 The standard deviation = SQRT ($1,031,800) = $1,015.78 expected NPV -$ 17.01 The expected NPV = -$ 17.01

30
14-30 Simulation Approach An approach that allows us to test the possible results of an investment proposal before it is accepted. Testing is based on a model coupled with probabilistic information.

31
14-31 Simulation Approach Market analysis u Market analysis u Market size, selling price, market growth rate, and market share Investment cost analysis u Investment cost analysis u Investment required, useful life of facilities, and residual value Operating and fixed costs u Operating and fixed costs u Operating costs and fixed costs Factors we might consider in a model:

32
14-32 Simulation Approach Each variable is assigned an appropriate probability distribution. The distribution for the selling price of baskets created by Basket Wonders might look like: $20 $25 $30 $35 $40 $45 $50.02.08.22.36.22.08.02 The resulting proposal value is dependent on the distribution and interaction of EVERY variable listed on slide 14-30.

33
14-33 Simulation Approach internal rate of return distribution Each proposal will generate an internal rate of return. The process of generating many, many simulations results in a large set of internal rates of return. The distribution might look like the following: INTERNAL RATE OF RETURN (%) PROBABILITY OF OCCURRENCE

34
14-34 diversification Combining projects in this manner reduces the firm risk due to diversification. Contribution to Total Firm Risk: Firm-Portfolio Approach CASH FLOW TIME Proposal A Proposal B Combination of Proposals A and B

35
14-35 NPV P = ( NPV j ) NPV P is the expected portfolio NPV, NPV j is the expected NPV of the jth NPV that the firm undertakes, m is the total number of projects in the firm portfolio. NPV P = ( NPV j ) NPV P is the expected portfolio NPV, NPV j is the expected NPV of the jth NPV that the firm undertakes, m is the total number of projects in the firm portfolio. Determining the Expected NPV for a Portfolio of Projects m j=1

36
14-36 P P = jk jk is the covariance between possible NPVs for projects j and k r jk = j k r jk. j is the standard deviation of project j, k is the standard deviation of project k, r jk is the correlation coefficient between projects j and k. P P = jk jk is the covariance between possible NPVs for projects j and k r jk = j k r jk. j is the standard deviation of project j, k is the standard deviation of project k, r jk is the correlation coefficient between projects j and k. Determining Portfolio Standard Deviation m j=1 m k=1

37
14-37 E: Existing Projects 8 Combinations EEE EE EE EE + 1 E + 1 + 2 E + 2 E + 1 + 3 E + 3 E + 2 + 3 E E + 1 + 2 + 3 ABC dominating A, B, and C are dominating combinations from the eight possible. Combinations of Risky Investments A B C E Standard Deviation Expected Value of NPV

38
14-38 Managerial (Real) Options Management flexibility to make future decisions that affect a projects expected cash flows, life, or future acceptance. Project Worth = NPV + Option(s) Value

39
14-39 Managerial (Real) Options Expand (or contract) u Allows the firm to expand (contract) production if conditions become favorable (unfavorable).Abandon u Allows the project to be terminated early.Postpone u Allows the firm to delay undertaking a project (reduces uncertainty via new information).

40
14-40 Previous Example with Project Abandonment $200 Assume that this project can be abandoned at the end of the first year for $200. project worth What is the project worth? -$900.20$1,200 (.20) $1,200.20-$600 (.20) -$600 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 500 (.10) $ 500 -$ 100 (.50) -$ 100 -$ 700 (.40) -$ 700 Year 2

41
14-41 Project Abandonment Node 3 Node 3: 500 -100 -700 (500/1.05)(.1)+ (-100/1.05)(.5)+ (-700/1.05)(.4)= ($476.19)(.1)+ -($ 95.24)(.5)+ -($666.67)(.4)=-($266.67) -$900.20$1,200 (.20) $1,200.20-$600 (.20) -$600 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 500 (.10) $ 500 -$ 100 (.50) -$ 100 -$ 700 (.40) -$ 700 Year 2

42
14-42 Project Abandonment -$900.20$1,200 (.20) $1,200.20-$600 (.20) -$600 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 500 (.10) $ 500 -$ 100 (.50) -$ 100 -$ 700 (.40) -$ 700 Year 2 Year 1 $200 The optimal decision at the end of Year 1 is to abandon the project for $200. $200 $200 >-($266.67) new What is the new project value?

43
14-43 Project Abandonment $ 2,238.32 $ 1,331.29 $ 1,059.18 $ 344.90 $ 72.79 -$ 199.32 -$ 1,280.95 -$900.20$1,200 (.20) $1,200.20-$400* (.20) -$400* 60$450 (.60) $450 Year 1 1 2 3 $1,200 (.60) $1,200 $ 900 (.30) $ 900 $2,200 (.10) $2,200 $ 900 (.35) $ 900 $ 600 (.40) $ 600 $ 300 (.25) $ 300 $ 0 (1.0) $ 0 Year 2 *-$600 + $200 abandonment

44
14-44 Summary of the Addition of the Abandonment Option * For True Project considering abandonment option standard deviation* $857.56 The standard deviation*= SQRT (740,326) = $857.56 expected NPV* $ 71.88 The expected NPV* = $ 71.88 NPV* Abandonment Option NPV* = Original NPV + Abandonment Option Thus, $71.88 Option Thus, $71.88 = -$17.01 + Option Abandonment Option $ 88.89 Abandonment Option = $ 88.89

Similar presentations

© 2017 SlidePlayer.com Inc.

All rights reserved.

Ads by Google