Download presentation

Presentation is loading. Please wait.

Published byBrandi Tobey Modified over 2 years ago

1
WOOD 492 MODELLING FOR DECISION SUPPORT Lecture 23 CPM

2
Review –Minimum spanning tree Goal: find the smallest network that has a path between each two nodes (application example: railway networks) Greedy algorithm solution : start from any node and in each step pick the closest unconnected node and add it to the network –Critical path method (CPM) for time-cost trade-off Goal: find the optimal plan to expedite some activities within a project in order to minimize the costs while meeting the project deadline First, we visualize the activities within a project using a network (each activity is represented with a node in the network) Then we find the critical path, which is the longest path through the project network, going from start to finish nodes. Oct 31, 2012Wood Saba Vahid2

3
Example 15 – Project network Reliable Constructions Co. has identified the activities within a plant construction project The deadline is in 40 weeks Project budget is $5.4 million Based on activity information we create the project network How long will the project take? –We need to find the paths through the project network and their lengths –Path: one of the routes following the arcs from Start to Finish node –Length: sum of the estimated durations of the activities along that path Oct 31, 2012Wood Saba Vahid3 Example 15

4
Example 15 - Critical Path Method There are six paths for this network 1.Start-A-B-C-D-G-H-M-Finish40 weeks 2.Start-A-B-C-E-H-M-Finish31 weeks 3.Start-A-B-C-E-F-J-K-N-Finish43 weeks 4.Start-A-B-C-E-F-J-L-N-Finish44 weeks 5.Start-A-B-C-I-J-K-N-Finish41 weeks 6.Start-A-B-C-I-J-L-N-Finish42 weeks Activities on each path are done sequentially (can not overlap), so the project length can not be shorter than the length of a given path, but it might be longer –e.g. activity H has 2 predecessors (E, and G which is not on the path). Looking at the duration of activities after C, we see that activity E only takes 4 weeks, while activity D and G take 13 weeks combined. Since H needs to wait for both E and G to finish, the project will take much longer than the 31 weeks estimated length for the second path Oct 31, 2012Wood Saba Vahid4 Critical Path

5
Critical path: Start-A-B-C-E-F-J-L-N-Finish 44 weeks The longest path through the project network May have more than one critical path (same length) Activities on the longest path can be done sequentially without having to wait for activities on other paths, so the project length is equal to the length of this path All other paths will reach the Finish node sooner than the critical path Project length is 44 wks: longer than the 40 wks deadline The management should focus on reducing the length of activities on the critical path to finish the project by the deadline Which activities to choose? Oct 31, 2012Wood Saba Vahid5

6
CPM for time-cost trade-offs Crashing an activity: using costly measured to reduce its length CPM: determines how much (if any) to crash each activity to reduce the estimated duration of the project Time-cost graph : shows the relationship between time and cost of an activity in the normal and crash modes Assumptions: –Maximum time reduction and associated crash costs For each activity can be estimated with certainty –Partially crashing an activity is possible, the associated cost and time move along the line segment in the graph Time-cost trade-off data are required for each activity Oct 31, 2012Wood Saba Vahid6 Crash timeNormal time Duration Normal cost Crash cost Cost Crash Normal

7
Cost-time trade-off Example of cost-time trade-off for an activity Activity J (putting up the wallboard) Its possible to reduce the duration of this activity by two weeks (through hiring temporary workers and using overtime) Normal time: 8 weeksNormal Cost: $430,000 Crash time: 6 weeksCrash Cost:$490,000 Maximum reduction in time=8 – 6 = 2 weeks Crash cost per week saved = (490,000 – 430,000)/2 = $30,000 So for each week the company saves in time, $30,000 are required in extra costs Oct 31, 2012Wood Saba Vahid7 Example 15

8
Which activities to crash? How to select the activities to crash, while minimizing the costs of doing so? –Marginal Cost analysis –Linear programming Marginal Cost Analysis 1.select the longest path through the network 2.Among the activities on that path, select the one with the lowest crash cost per week 3.Reduce its length by one week if possible, if not move to the next lowest crash cost/week 4.Review the length of all paths after this reduction and repeat steps 1 to 3 until you reach the desired length of the project Oct 31, 2012Wood Saba Vahid8 Example 15

9
Using LP to choose activities to crash The objective: minimize the total cost of crashing the activities Variables: x j : reduction in activity j duration by crashing (j=A,B,..,N) Constraints: –Total project duration is less than the desired length –The reductions can not be more than the maximum allowed reduction –The reductions must be non-negative –Precedence relationships between activities must hold (we need to define extra variables to write these constraints) Oct 31, 2012Wood Saba Vahid9

10
Precedence relationships Define new variables: Y j = start time of activity j (for j=B,C,…,N) The start time of each activity has to be after all its predecessors are finished, so Start time of activity j >= (start time + duration) of its immediate predecessor Duration of each activity j= its normal time – x j For example, immediate predecessor of activity F is E, so: Y F >= Y E + 4 – X E For activities with more than one predecessor, more inequalities are needed Oct 31, 2012Wood Saba Vahid10

11
The LP for cost-time trade-off, Example 15 Oct 31, 2012Wood Saba Vahid11 Example 15

Similar presentations

© 2016 SlidePlayer.com Inc.

All rights reserved.

Ads by Google