Download presentation

1
**PERT/CPM Models for Project Management**

© The McGraw-Hill Companies, Inc., 2003

2
**Project Management Characteristics of Projects Examples**

Unique, one-time operations Involve a large number of activities that must be planned and coordinated Long time-horizon Goals of meeting completion deadlines and budgets Examples Building a house Planning a meeting Introducing a new product PERT—Project Evaluation and Review Technique CPM—Critical Path Method A graphical or network approach for planning and coordinating large-scale projects. Slides 8.47–8.57 are based upon a lecture from the course “Principles of Operations Management”, (an undergraduate business class) at the University of Washington (as taught by one of the authors). It covers an introduction to project management, calculating the ES, EF, LS, LF, and slack, and determining the critical path. © The McGraw-Hill Companies, Inc., 2003

3
**Example: Building a House**

Activity Time (Days) Immediate Predecessor Foundation 4 — Framing 10 Plumbing 9 Electrical 6 Wall Board 8 Plumbing, Electrical Siding 16 Paint Interior 5 Paint Exterior Fixtures Int. Paint, Ext. Paint © The McGraw-Hill Companies, Inc., 2003

4
Gantt Chart Gantt Chart—a tool for planning and scheduling simple projects. © The McGraw-Hill Companies, Inc., 2003

5
**PERT and CPM Procedure Determine the sequence of activities.**

Construct the network or precedence diagram. Starting from the left, compute the Early Start (ES) and Early Finish (EF) time for each activity. Starting from the right, compute the Late Finish (LF) and Late Start (LS) time for each activity. Find the slack for each activity. Identify the Critical Path. © The McGraw-Hill Companies, Inc., 2003

6
**Notation t Duration of an activity**

ES The earliest time an activity can start EF The earliest time an activity can finish (EF = ES + t) LS The latest time an activity can start and not delay the project LF The latest time an activity can finish and not delay the project Slack The extra time that could be made available to an activity without delaying the project (Slack = LS – ES) Critical Path The sequence(s) of activities with no slack © The McGraw-Hill Companies, Inc., 2003

7
**PERT/CPM Project Network**

© The McGraw-Hill Companies, Inc., 2003

8
**Calculation of ES, EF, LF, LS, and Slack**

GOING FORWARD ES = Maximum of EF’s for all predecessors EF = ES + t GOING BACKWARD LF = Minimum of LS for all successors LS = LF – t Slack = LS – ES = LF – EF © The McGraw-Hill Companies, Inc., 2003

9
**Building a House: ES, EF, LS, LF, Slack**

Activity ES EF LS LF Slack (a) Foundation 4 (b) Framing 14 (c) Plumbing 23 17 26 3 (d) Electrical 20 6 (e) Wall Board 31 34 (f) Siding 30 (g) Paint Interior 36 39 (h) Paint Exterior (i) Fixtures 45 © The McGraw-Hill Companies, Inc., 2003

10
**PERT/CPM Project Network**

© The McGraw-Hill Companies, Inc., 2003

11
**Example #2: ES, EF, LS, LF, Slack**

Activity ES EF LS LF Slack a 4 b 1 5 c 7 8 d e 12 13 f 11 6 2 g h 10 i 18 j 16 © The McGraw-Hill Companies, Inc., 2003

12
**Reliable Construction Company Project**

The Reliable Construction Company has just made the winning bid of $5.4 million to construct a new plant for a major manufacturer. The contract includes the following provisions: A penalty of $300,000 if Reliable has not completed construction within 47 weeks. A bonus of $150,000 if Reliable has completed the plant within 40 weeks. Questions: How can the project be displayed graphically to better visualize the activities? What is the total time required to complete the project if no delays occur? When do the individual activities need to start and finish? What are the critical bottleneck activities? For other activities, how much delay can be tolerated? What is the probability the project can be completed in 47 weeks? What is the least expensive way to complete the project within 40 weeks? How should ongoing costs be monitored to try to keep the project within budget? © The McGraw-Hill Companies, Inc., 2003

13
**Activity List for Reliable Construction**

Activity Description Immediate Predecessors Estimated Duration (Weeks) A Excavate — 2 B Lay the foundation 4 C Put up the rough wall 10 D Put up the roof 6 E Install the exterior plumbing F Install the interior plumbing 5 G Put up the exterior siding 7 H Do the exterior painting E, G 9 I Do the electrical work J Put up the wallboard F, I 8 K Install the flooring L Do the interior painting M Install the exterior fixtures N Install the interior fixtures K, L Table 8.1 Activity list for the Reliable Construction Co. project. © The McGraw-Hill Companies, Inc., 2003

14
**Reliable Construction Project Network**

Figure 8.1 The project network for the Reliable Construction Co. project. © The McGraw-Hill Companies, Inc., 2003

15
The Critical Path A path through a network is one of the routes following the arrows (arcs) from the start node to the finish node. The length of a path is the sum of the (estimated) durations of the activities on the path. The (estimated) project duration equals the length of the longest path through the project network. This longest path is called the critical path. (If more than one path tie for the longest, they all are critical paths.) © The McGraw-Hill Companies, Inc., 2003

16
**The Paths for Reliable’s Project Network**

Length (Weeks) StartA B C D G H M Finish = 40 Start A B C E H M Finish = 31 Start A B C E F J K N Finish = 43 Start A B C E F J L N Finish = 44 Start A B C I J K N Finish = 41 Start A B C I J L N Finish = 42 Table 8.2 The paths and path lengths through Reliable’s Project Network. © The McGraw-Hill Companies, Inc., 2003

17
**ES and EF Values for Reliable Construction for Activities that have only a Single Predecessor**

Figure 8.4 Earliest start time (ES) and earliest finish time (EF) values for the initial activities in Figure 8.1 that have only a single immediate predecessor. © The McGraw-Hill Companies, Inc., 2003

18
**ES and EF Times for Reliable Construction**

Figure 8.5 Earliest start time (ES) and earliest finish time (EF) values for all the activities (plus the start and finish nodes) of the Reliable Construction Co. project. © The McGraw-Hill Companies, Inc., 2003

19
**LS and LF Times for Reliable’s Project**

Figure 8.6 Latest start time (LS) and latest finish time (LF) for all the activities (plus the start and finish nodes) of the Reliable Construction Co. project. © The McGraw-Hill Companies, Inc., 2003

20
**The Complete Project Network**

Figure 8.7 The complete project network showing ES and LS (in the upper parentheses next to the node) and EF and LF (in the lower parentheses next to the node) for each activity of the Reliable Construction Co. project. The darker arrows show the critical path through the project network. © The McGraw-Hill Companies, Inc., 2003

21
**Slack for Reliable’s Activities**

Activity Slack (LF–EF) On Critical Path? A Yes B C D 4 No E F G H I 2 J K 1 L M N Table 8.3 Slack for Reliable’s activities. © The McGraw-Hill Companies, Inc., 2003

22
**Spreadsheet to Calculate ES, EF, LS, LF, Slack**

Figure 8.8 A spreadsheet to calculate the ES, EF, LS, LF, slack, and whether or not it is critical, for each activity in Reliable Construction Co.’s project network. © The McGraw-Hill Companies, Inc., 2003

23
**PERT with Uncertain Activity Durations**

If the activity times are not known with certainty, PERT/CPM can be used to calculate the probability that the project will complete by time t. For each activity, make three time estimates: Optimistic time: o Pessimistic time: p Most-likely time: m Slides 8.58–8.69 are based upon a lecture from the course “Principles of Operations Management”, (an undergraduate business class) at the University of Washington (as taught by one of the authors). It covers PERT with uncertain activity durations. © The McGraw-Hill Companies, Inc., 2003

24
Beta Distribution Assumption: The variability of the time estimates follows the beta distribution. © The McGraw-Hill Companies, Inc., 2003

25
**PERT with Uncertain Activity Durations**

Goal: Calculate the probability that the project is completed by time t. Procedure: Calculate the expected duration and variance for each activity. Calculate the expected length of each path. Determine which path is the mean critical path. Calculate the standard deviation of the mean critical path. Find the probability that the mean critical path completes by time t. © The McGraw-Hill Companies, Inc., 2003

26
**Expected Duration and Variance for Activities (Step #1)**

The expected duration of each activity can be approximated as follows: The variance of the duration for each activity can be approximated as follows: © The McGraw-Hill Companies, Inc., 2003

27
**Expected Length of Each Path (Step #2)**

The expected length of each path is equal to the sum of the expected durations of all the activities on each path. The mean critical path is the path with the longest expected length. © The McGraw-Hill Companies, Inc., 2003

28
**Standard Deviation of Mean Critical Path (Step #3)**

The variance of the length of the path is the sum of the variances of all the activities on the path. s2path = ∑ all activities on path s2 The standard deviation of the length of the path is the square root of the variance. © The McGraw-Hill Companies, Inc., 2003

29
**Probability Mean-Critical Path Completes by t (Step #4)**

What is the probability that the mean critical path (with expected length tpath and standard deviation spath) has duration ≤ t? Use Normal Tables (Appendix A) © The McGraw-Hill Companies, Inc., 2003

30
Example Question: What is the probability that the project will be finished by day 12? © The McGraw-Hill Companies, Inc., 2003

31
**Expected Duration and Variance of Activities (Step #1)**

Activity o m p a 2 3 4 3.00 1/9 b 5 3.83 1/4 c 1 7 3.33 d 6 4.17 e 8 3.67 © The McGraw-Hill Companies, Inc., 2003

32
**Expected Length of Each Path (Step #2)**

Expected Length of Path a - b - d = 11 a - c - e = 10 The mean-critical path is a - b - d. © The McGraw-Hill Companies, Inc., 2003

33
**Standard Deviation of Mean-Critical Path (Step #3)**

The variance of the length of the path is the sum of the variances of all the activities on the path. s2path = ∑ all activities on path s2 = 1/9 + 1/4 + 1/4 = 0.61 The standard deviation of the length of the path is the square root of the variance. © The McGraw-Hill Companies, Inc., 2003

34
**Probability Mean-Critical Path Completes by t=12 (Step #4)**

The probability that the mean critical path (with expected length 11 and standard deviation 0.71) has duration ≤ 12? Then, from Normal Table: Prob(Project ≤ 12) = Prob(z ≤ 1.41) = 0.92 © The McGraw-Hill Companies, Inc., 2003

35
**Reliable Construction Project Network**

Figure 8.1 The project network for the Reliable Construction Co. project. © The McGraw-Hill Companies, Inc., 2003

36
**Reliable Problem: Time Estimates for Reliable’s Project**

Activity o m p Mean Variance A 1 2 3 1/9 B 3.5 8 4 C 6 9 18 10 D 5.5 E 4.5 5 4/9 F G 6.5 11 7 H 17 I 7.5 J K L M N Table 8.4 Expected value and variance of the duration of each activity for Reliable’s project © The McGraw-Hill Companies, Inc., 2003

37
**Pessimistic Path Lengths for Reliable’s Project**

Pessimistic Length (Weeks) StartA B C D G H M Finish = 70 Start A B C E H M Finish = 54 Start A B C E F J K N Finish = 66 Start A B C E F J L N Finish = 69 Start A B C I J K N Finish = 60 Start A B C I J L N Finish = 63 Table 8.5 The paths and path lengths through Reliable’s project network when the duration of each activity equals its pessimistic estimate. © The McGraw-Hill Companies, Inc., 2003

38
**Three Simplifying Approximations of PERT/CPM**

The mean critical path will turn out to be the longest path through the project network. The durations of the activities on the mean critical path are statistically independent. Thus, the three estimates of the duration of an activity would never change after learning the durations of some of the other activities. The form of the probability distribution of project duration is the normal distribution. By using simplifying approximations 1 and 2, there is some statistical theory (one version of the central limit theorem) that justifies this as being a reasonable approximation if the number of activities on the mean critical path is not too small. © The McGraw-Hill Companies, Inc., 2003

39
**Calculation of Project Mean and Variance**

Activities on Mean Critical Path Mean Variance A 2 1/9 B 4 1 C 10 E 4/9 F 5 J 8 L N 6 Project duration mp = 44 s2p = 9 Table 8.6 Calculation of mp and s2p for Reliable’s project. © The McGraw-Hill Companies, Inc., 2003

40
**Spreadsheet for PERT Three-Estimate Approach**

Figure This Excel template in your MS Courseware enables efficient application of the PERT three-estimate approach, as illustrated here for Reliable’s project. © The McGraw-Hill Companies, Inc., 2003

Similar presentations

Presentation is loading. Please wait....

OK

Clock will move after 1 minute

Clock will move after 1 minute

© 2018 SlidePlayer.com Inc.

All rights reserved.

To make this website work, we log user data and share it with processors. To use this website, you must agree to our Privacy Policy, including cookie policy.

Ads by Google